## Subpart 15.4—Contract Pricing

### 15.400 Scope of subpart.

This subpart prescribes the cost and price negotiation policies and procedures for pricing negotiated prime contracts (including subcontracts) and contract modifications, including modifications to contracts awarded by sealed bidding.

### 15.401 Definitions.

As used in this subpart—

“Price” means cost plus any fee or profit applicable to the contract type.

“Subcontract” (except as used in 15.407-2) also includes a transfer of commercial items between divisions, subsidiaries, or affiliates of a contractor or a subcontractor (10 U.S.C. 2306a(h)(2) and 41 U.S.C. 254b(h)(2)).

### 15.402 Pricing policy.

Contracting officers must—

(a) Purchase supplies and services from responsible sources at fair and reasonable prices. In establishing the reasonableness of the offered prices, the contracting officer must not obtain more information than is necessary. To the extent that cost or pricing data are not required by 15.403-4, the contracting officer must generally use the following order of preference in determining the type of information required:

(1) No additional information from the offeror, if the price is based on adequate price competition, except as provided by 15.403-3(b).

(2) Information other than cost or pricing data:

(i) Information related to prices (e.g., established catalog or market prices or previous contract prices), relying first on information available within the Government; second, on information obtained from sources other than the offeror; and, if necessary, on information obtained from the offeror. When obtaining information from the offeror is necessary, unless an exception under 15.403-1(b)(1) or (2) applies, such information submitted by the offeror shall include, at a minimum, appropriate information on the prices at which the same or similar items have been sold previously, adequate for evaluating the reasonableness of the price.

(ii) Cost information, that does not meet the definition of cost or pricing data at 2.101.

(3) Cost or pricing data. The contracting officer should use every means available to ascertain whether a fair and reasonable price can be determined before requesting cost or pricing data. Contracting officers must not require unnecessarily the submission of cost or pricing data, because it leads to increased proposal preparation costs, generally extends acquisition lead time, and consumes additional contractor and Government resources.

(b) Price each contract separately and independently and not—

(1) Use proposed price reductions under other contracts as an evaluation factor; or

(2) Consider losses or profits realized or anticipated under other contracts.

(c) Not include in a contract price any amount for a specified contingency to the extent that the contract provides for a price adjustment based upon the occurrence of that contingency.

### 15.403 Obtaining cost or pricing data.

### 15.403-1 Prohibition on obtaining cost or pricing data (10 U.S.C. 2306a and 41 U.S.C. 254b).

(a) Cost or pricing data shall not be obtained for acquisitions at or below the simplified acquisition threshold.

(b) Exceptions to cost or pricing data requirements. The contracting officer shall not require submission of cost or pricing data to support any action (contracts, subcontracts, or modifications) (but may require information other than cost or pricing data to support a determination of price reasonableness or cost realism)—

(1) When the contracting officer determines that prices agreed upon are based on adequate price competition (see standards in paragraph (c)(1) of this subsection);

(2) When the contracting officer determines that prices agreed upon are based on prices set by law or regulation (see standards in paragraph (c)(2) of this subsection);

(3) When a commercial item is being acquired (see standards in paragraph (c)(3) of this subsection);

(4) When a waiver has been granted (see standards in paragraph (c)(4) of this subsection); or

(5) When modifying a contract or subcontract for commercial items (see standards in paragraph (c)(3) of this subsection).

(c) Standards for exceptions from cost or pricing data requirements—

(1) Adequate price competition. A price is based on adequate price competition if—

(i) Two or more responsible offerors, competing independently, submit priced offers that satisfy the Government’s expressed requirement and if—

(A) Award will be made to the offeror whose proposal represents the best value (see 2.101) where price is a substantial factor in source selection; and

(B) There is no finding that the price of the otherwise successful offeror is unreasonable. Any finding that the price is unreasonable must be supported by a statement of the facts and approved at a level above the contracting officer;

(ii) There was a reasonable expectation, based on market research or other assessment, that two or more responsible offerors, competing independently, would submit priced offers in response to the solicitation’s expressed requirement, even though only one offer is received from a responsible offeror and if—

(A) Based on the offer received, the contracting officer can reasonably conclude that the offer was submitted with the expectation of competition, e.g., circumstances indicate that—

(1) The offeror believed that at least one other offeror was capable of submitting a meaningful offer; and

(2) The offeror had no reason to believe that other potential offerors did not intend to submit an offer; and

(B) The determination that the proposed price is based on adequate price competition, is reasonable, and is approved at a level above the contracting officer; or

(iii) Price analysis clearly demonstrates that the proposed price is reasonable in comparison with current or recent prices for the same or similar items, adjusted to reflect changes in market conditions, economic conditions, quantities, or terms and conditions under contracts that resulted from adequate price competition.

(2) Prices set by law or regulation. Pronouncements in the form of periodic rulings, reviews, or similar actions of a governmental body, or embodied in the laws, are sufficient to set a price.

(3) Commercial items.

(i) Any acquisition of an item that meets the commercial item definition in 2.101, or any modification, as defined in paragraph (3)(i) of that definition, that does not change the item from a commercial item to a noncommercial item, is exempt from the requirement for cost or pricing data. If the contracting officer determines that an item claimed to be commercial is, in fact, not commercial and that no other exception or waiver applies, the contracting officer must require submission of cost or pricing data.

(ii) The following requirements apply to minor modifications defined in paragraph (3)(ii) of the definition of a commercial item at 2.101 that do not change the item from a commercial item to a noncommercial item:

(A) For acquisitions funded by any agency other than DoD, NASA, or Coast Guard, such modifications of a commercial item are exempt from the requirement for submission of cost or pricing data.

(B) For acquisitions funded by DoD, NASA, or Coast Guard, such modifications of a commercial item are exempt from the requirement for submission of cost or pricing data provided the total price of all such modifications under a particular contract action does not exceed the greater of $500,000 or 5 percent of the total price of the contract.

(C) For acquisitions funded by DoD, NASA, or Coast Guard such modifications of a commercial item are not exempt from the requirement for submission of cost or pricing data on the basis of the exemption provided for at FAR 15.403-1(c)(3) if the total price of all such modifications under a particular contract action exceeds the greater of $500,000 or 5 percent of the total price of the contract.

(iii) Any acquisition for noncommercial supplies or services treated as commercial items at 12.102(f)(1), except sole source contracts greater than $16 million, is exempt from the requirements for cost or pricing data (41 U.S.C. 428a).

(4) Waivers. The head of the contracting activity (HCA) may, without power of delegation, waive the requirement for submission of cost or pricing data in exceptional cases. The authorization for the waiver and the supporting rationale shall be in writing. The HCA may consider waiving the requirement if the price can be determined to be fair and reasonable without submission of cost or pricing data. For example, if cost or pricing data were furnished on previous production buys and the contracting officer determines such data are sufficient, when combined with updated information, a waiver may be granted. If the HCA has waived the requirement for submission of cost or pricing data, the contractor or higher-tier subcontractor to whom the waiver relates shall be considered as having been required to provide cost or pricing data. Consequently, award of any lower-tier subcontract expected to exceed the cost or pricing data threshold requires the submission of cost or pricing data unless—

(i) An exception otherwise applies to the subcontract; or

(ii) The waiver specifically includes the subcontract and the rationale supporting the waiver for that subcontract.

### 15.403-2 Other circumstances where cost or pricing data are not required.

(a) The exercise of an option at the price established at contract award or initial negotiation does not require submission of cost or pricing data.

(b) Cost or pricing data are not required for proposals used solely for overrun funding or interim billing price adjustments.

### 15.403-3 Requiring information other than cost or pricing data.

(a) General.

(1) The contracting officer is responsible for obtaining information that is adequate for evaluating the reasonableness of the price or determining cost realism, but the contracting officer should not obtain more information than is necessary (see 15.402(a)). If the contracting officer cannot obtain adequate information from sources other than the offeror, the contracting officer must require submission of information other than cost or pricing data from the offeror that is adequate to determine a fair and reasonable price (10 U.S.C. 2306a(d)(1) and 41 U.S.C. 254b(d)(1)). Unless an exception under 15.403-1(b)(1) or (2) applies, the contracting officer must require that the information submitted by the offeror include, at a minimum, appropriate information on the prices at which the same item or similar items have previously been sold, adequate for determining the reasonableness of the price. To determine the information an offeror should be required to submit, the contracting officer should consider the guidance in Section 3.3, Chapter 3, Volume I, of the Contract Pricing Reference Guide cited at 15.404-1(a)(7).

(2) The contractor’s format for submitting the information should be used (see 15.403-5(b)(2)).

(3) The contracting officer must ensure that information used to support price negotiations is sufficiently current to permit negotiation of a fair and reasonable price. Requests for updated offeror information should be limited to information that affects the adequacy of the proposal for negotiations, such as changes in price lists.

(4) As specified in Section 808 of Public Law 105-261, an offeror who does not comply with a requirement to submit information for a contract or subcontract in accordance with paragraph (a)(1) of this subsection is ineligible for award unless the HCA determines that it is in the best interest of the Government to make the award to that offeror, based on consideration of the following:

(i) The effort made to obtain the data.

(ii) The need for the item or service.

(iii) Increased cost or significant harm to the Government if award is not made.

(b) Adequate price competition. When adequate price competition exists (see 15.403-1(c)(1)), generally no additional information is necessary to determine the reasonableness of price. However, if there are unusual circumstances where it is concluded that additional information is necessary to determine the reasonableness of price, the contracting officer shall, to the maximum extent practicable, obtain the additional information from sources other than the offeror. In addition, the contracting officer may request information to determine the cost realism of competing offers or to evaluate competing approaches.

(c) Commercial items.

(1) At a minimum, the contracting officer must use price analysis to determine whether the price is fair and reasonable whenever the contracting officer acquires a commercial item (see 15.404-1(b)). The fact that a price is included in a catalog does not, in and of itself, make it fair and reasonable. If the contracting officer cannot determine whether an offered price is fair and reasonable, even after obtaining additional information from sources other than the offeror, then the contracting officer must require the offeror to submit information other than cost or pricing data to support further analysis (see 15.404-1).

(2) Limitations relating to commercial items (10 U.S.C. 2306a(d)(2) and 41 U.S.C. 254b(d)).

(i) The contracting officer must limit requests for sales data relating to commercial items to data for the same or similar items during a relevant time period.

(ii) The contracting officer must, to the maximum extent practicable, limit the scope of the request for information relating to commercial items to include only information that is in the form regularly maintained by the offeror as part of its commercial operations.

(iii) The Government must not disclose outside the Government information obtained relating to commercial items that is exempt from disclosure under 24.202(a) or the Freedom of Information Act (5 U.S.C. 552(b)).

### 15.403-4 Requiring cost or pricing data (10 U.S.C. 2306a and 41 U.S.C. 254b).

(a)(1) The contracting officer must obtain cost or pricing data only if the contracting officer concludes that none of the exceptions in 15.403-1(b) applies. However, if the contracting officer has sufficient information available to determine price reasonableness, then the contracting officer should consider requesting a waiver under the exception at 15.403-1(b)(4). The threshold for obtaining cost or pricing data is $650,000. Unless an exception applies, cost or pricing data are required before accomplishing any of the following actions expected to exceed the current threshold or, for existing contracts, the threshold specified in the contract:

(i) The award of any negotiated contract (except for undefinitized actions such as letter contracts).

(ii) The award of a subcontract at any tier, if the contractor and each higher-tier subcontractor were required to submit cost or pricing data (but see waivers at 15.403-1(c)(4)).

(iii) The modification of any sealed bid or negotiated contract (whether or not cost or pricing data were initially required) or any subcontract covered by paragraph (a)(1)(ii) of this subsection. Price adjustment amounts must consider both increases and decreases (e.g., a $200,000 modification resulting from a reduction of $500,000 and an increase of $300,000 is a pricing adjustment exceeding $650,000). This requirement does not apply when unrelated and separately priced changes for which cost or pricing data would not otherwise be required are included for administrative convenience in the same modification. Negotiated final pricing actions (such as termination settlements and total final price agreements for fixed-price incentive and redeterminable contracts) are contract modifications requiring cost or pricing data if—

(A) The total final price agreement for such settlements or agreements exceeds the pertinent threshold set forth at paragraph (a)(1) of this subsection; or

(B) The partial termination settlement plus the estimate to complete the continued portion of the contract exceeds the pertinent threshold set forth at paragraph (a)(1) of this subsection (see 49.105(c)(15)).

(2) Unless prohibited because an exception at 15.403-1(b) applies, the head of the contracting activity, without power of delegation, may authorize the contracting officer to obtain cost or pricing data for pricing actions below the pertinent threshold in paragraph (a)(1) of this subsection, provided the action exceeds the simplified acquisition threshold. The head of the contracting activity shall justify the requirement for cost or pricing data. The documentation shall include a written finding that cost or pricing data are necessary to determine whether the price is fair and reasonable and the facts supporting that finding.

(b) When cost or pricing data are required, the contracting officer shall require the contractor or prospective contractor to submit to the contracting officer (and to have any subcontractor or prospective subcontractor submit to the prime contractor or appropriate subcontractor tier) the following in support of any proposal:

(1) The cost or pricing data.

(2) A certificate of current cost or pricing data, in the format specified in 15.406-2, certifying that to the best of its knowledge and belief, the cost or pricing data were accurate, complete, and current as of the date of agreement on price or, if applicable, an earlier date agreed upon between the parties that is as close as practicable to the date of agreement on price.

(c) If cost or pricing data are requested and submitted by an offeror, but an exception is later found to apply, the data must not be considered cost or pricing data as defined in 2.101 and must not be certified in accordance with 15.406-2.

(d) The requirements of this subsection also apply to contracts entered into by an agency on behalf of a foreign government.

### 15.403-5 Instructions for submission of cost or pricing data or information other than cost or pricing data.

(a) Taking into consideration the policy at 15.402, the contracting officer shall specify in the solicitation (see 15.408(l) and (m))—

(1) Whether cost or pricing data are required;

(2) That, in lieu of submitting cost or pricing data, the offeror may submit a request for exception from the requirement to submit cost or pricing data;

(3) Any information other than cost or pricing data that is required; and

(4) Necessary preaward or postaward access to offeror’s records.

(b)(1) Unless required to be submitted on one of the termination forms specified in Subpart 49.6, the contracting officer may require submission of cost or pricing data in the format indicated in Table 15-2 of 15.408, specify an alternative format, or permit submission in the contractor’s format.

(2) Information other than cost or pricing data may be submitted in the offeror’s own format unless the contracting officer decides that use of a specific format is essential and the format has been described in the solicitation.

(3) Data supporting forward pricing rate agreements or final indirect cost proposals shall be submitted in a form acceptable to the contracting officer.

### 15.404 Proposal analysis.

### 15.404-1 Proposal analysis techniques.

(a) General. The objective of proposal analysis is to ensure that the final agreed-to price is fair and reasonable.

(1) The contracting officer is responsible for evaluating the reasonableness of the offered prices. The analytical techniques and procedures described in this subsection may be used, singly or in combination with others, to ensure that the final price is fair and reasonable. The complexity and circumstances of each acquisition should determine the level of detail of the analysis required.

(2) Price analysis shall be used when cost or pricing data are not required (see paragraph (b) of this subsection and 15.404-3).

(3) Cost analysis shall be used to evaluate the reasonableness of individual cost elements when cost or pricing data are required. Price analysis should be used to verify that the overall price offered is fair and reasonable.

(4) Cost analysis may also be used to evaluate information other than cost or pricing data to determine cost reasonableness or cost realism.

(5) The contracting officer may request the advice and assistance of other experts to ensure that an appropriate analysis is performed.

(6) Recommendations or conclusions regarding the Government’s review or analysis of an offeror’s or contractor’s proposal shall not be disclosed to the offeror or contractor without the concurrence of the contracting officer. Any discrepancy or mistake of fact (such as duplications, omissions, and errors in computation) contained in the cost or pricing data or information other than cost or pricing data submitted in support of a proposal shall be brought to the contracting officer’s attention for appropriate action.

(7) The Air Force Institute of Technology (AFIT) and the Federal Acquisition Institute (FAI) jointly prepared a five-volume set of Contract Pricing Reference Guides to guide pricing and negotiation personnel. The five guides are: I Price Analysis, II Quantitative Techniques for Contract Pricing, III Cost Analysis, IV Advanced Issues in Contract Pricing, and V Federal Contract Negotiation Techniques. These references provide detailed discussion and examples applying pricing policies to pricing problems. They are to be used for instruction and professional guidance. However, they are not directive and should be considered informational only. They are available via the internet at http://www.acq.osd.mil/dpap/cpf/contract_pricing_reference_guides.html.

(b) Price analysis.

(1) Price analysis is the process of examining and evaluating a proposed price without evaluating its separate cost elements and proposed profit.

(2) The Government may use various price analysis techniques and procedures to ensure a fair and reasonable price. Examples of such techniques include, but are not limited to, the following:

(i) Comparison of proposed prices received in response to the solicitation. Normally, adequate price competition establishes price reasonableness (see 15.403-1(c)(1)).

(ii) Comparison of previously proposed prices and previous Government and commercial contract prices with current proposed prices for the same or similar items, if both the validity of the comparison and the reasonableness of the previous price(s) can be established.

(iii) Use of parametric estimating methods/application of rough yardsticks (such as dollars per pound or per horsepower, or other units) to highlight significant inconsistencies that warrant additional pricing inquiry.

(iv) Comparison with competitive published price lists, published market prices of commodities, similar indexes, and discount or rebate arrangements.

(v) Comparison of proposed prices with independent Government cost estimates.

(vi) Comparison of proposed prices with prices obtained through market research for the same or similar items.

(vii) Analysis of pricing information provided by the offeror.

(3) The first two techniques at 15.404-1(b)(2) are the preferred techniques. However, if the contracting officer determines that information on competitive proposed prices or previous contract prices is not available or is insufficient to determine that the price is fair and reasonable, the contracting officer may use any of the remaining techniques as appropriate to the circumstances applicable to the acquisition.

(4) Value analysis can give insight into the relative worth of a product and the Government may use it in conjunction with the price analysis techniques listed in paragraph (b)(2) of this section.

(c) Cost analysis.

(1) Cost analysis is the review and evaluation of the separate cost elements and profit in an offeror’s or contractor’s proposal (including cost or pricing data or information other than cost or pricing data), and the application of judgment to determine how well the proposed costs represent what the cost of the contract should be, assuming reasonable economy and efficiency.

(2) The Government may use various cost analysis techniques and procedures to ensure a fair and reasonable price, given the circumstances of the acquisition. Such techniques and procedures include the following:

(i) Verification of cost or pricing data and evaluation of cost elements, including—

(A) The necessity for, and reasonableness of, proposed costs, including allowances for contingencies;

(B) Projection of the offeror’s cost trends, on the basis of current and historical cost or pricing data;

(C) Reasonableness of estimates generated by appropriately calibrated and validated parametric models or cost-estimating relationships; and

(D) The application of audited or negotiated indirect cost rates, labor rates, and cost of money or other factors.

(ii) Evaluating the effect of the offeror’s current practices on future costs. In conducting this evaluation, the contracting officer shall ensure that the effects of inefficient or uneconomical past practices are not projected into the future. In pricing production of recently developed complex equipment, the contracting officer should perform a trend analysis of basic labor and materials, even in periods of relative price stability.

(iii) Comparison of costs proposed by the offeror for individual cost elements with—

(A) Actual costs previously incurred by the same offeror;

(B) Previous cost estimates from the offeror or from other offerors for the same or similar items;

(C) Other cost estimates received in response to the Government’s request;

(D) Independent Government cost estimates by technical personnel; and

(E) Forecasts of planned expenditures.

(iv) Verification that the offeror’s cost submissions are in accordance with the contract cost principles and procedures in Part 31 and, when applicable, the requirements and procedures in 48 CFR Chapter 99 (Appendix to the FAR looseleaf edition), Cost Accounting Standards.

(v) Review to determine whether any cost or pricing data necessary to make the contractor’s proposal accurate, complete, and current have not been either submitted or identified in writing by the contractor. If there are such data, the contracting officer shall attempt to obtain them and negotiate, using them or making satisfactory allowance for the incomplete data.

(vi) Analysis of the results of any make-or-buy program reviews, in evaluating subcontract costs (see 15.407-2).

(d) Cost realism analysis.

(1) Cost realism analysis is the process of independently reviewing and evaluating specific elements of each offeror’s proposed cost estimate to determine whether the estimated proposed cost elements are realistic for the work to be performed; reflect a clear understanding of the requirements; and are consistent with the unique methods of performance and materials described in the offeror’s technical proposal.

(2) Cost realism analyses shall be performed on cost-reimbursement contracts to determine the probable cost of performance for each offeror.

(i) The probable cost may differ from the proposed cost and should reflect the Government’s best estimate of the cost of any contract that is most likely to result from the offeror’s proposal. The probable cost shall be used for purposes of evaluation to determine the best value.

(ii) The probable cost is determined by adjusting each offeror’s proposed cost, and fee when appropriate, to reflect any additions or reductions in cost elements to realistic levels based on the results of the cost realism analysis.

(3) Cost realism analyses may also be used on competitive fixed-price incentive contracts or, in exceptional cases, on other competitive fixed-price-type contracts when new requirements may not be fully understood by competing offerors, there are quality concerns, or past experience indicates that contractors’ proposed costs have resulted in quality or service shortfalls. Results of the analysis may be used in performance risk assessments and responsibility determinations. However, proposals shall be evaluated using the criteria in the solicitation, and the offered prices shall not be adjusted as a result of the analysis.

(e) Technical analysis.

(1) The contracting officer may request that personnel having specialized knowledge, skills, experience, or capability in engineering, science, or management perform a technical analysis of the proposed types and quantities of materials, labor, processes, special tooling, equipment, real property, the reasonableness of scrap and spoilage, and other associated factors set forth in the proposal(s) in order to determine the need for and reasonableness of the proposed resources, assuming reasonable economy and efficiency.

(2) At a minimum, the technical analysis should examine the types and quantities of material proposed and the need for the types and quantities of labor hours and the labor mix. Any other data that may be pertinent to an assessment of the offeror’s ability to accomplish the technical requirements or to the cost or price analysis of the service or product being proposed should also be included in the analysis.

(f) Unit prices.

(1) Except when pricing an item on the basis of adequate price competition or catalog or market price, unit prices shall reflect the intrinsic value of an item or service and shall be in proportion to an item’s base cost (e.g., manufacturing or acquisition costs). Any method of distributing costs to line items that distorts the unit prices shall not be used. For example, distributing costs equally among line items is not acceptable except when there is little or no variation in base cost.

(2) Except for the acquisition of commercial items, contracting officers shall require that offerors identify in their proposals those items of supply that they will not manufacture or to which they will not contribute significant value, unless adequate price competition is expected (10 U.S.C. 2304 and 41 U.S.C. 254(d)(5)(A)(i)). Such information shall be used to determine whether the intrinsic value of an item has been distorted through application of overhead and whether such items should be considered for breakout. The contracting officer may require such information in all other negotiated contracts when appropriate.

(g) Unbalanced pricing.

(1) Unbalanced pricing may increase performance risk and could result in payment of unreasonably high prices. Unbalanced pricing exists when, despite an acceptable total evaluated price, the price of one or more contract line items is significantly over or understated as indicated by the application of cost or price analysis techniques. The greatest risks associated with unbalanced pricing occur when—

(i) Startup work, mobilization, first articles, or first article testing are separate line items;

(ii) Base quantities and option quantities are separate line items; or

(iii) The evaluated price is the aggregate of estimated quantities to be ordered under separate line items of an indefinite-delivery contract.

(2) All offers with separately priced line items or subline items shall be analyzed to determine if the prices are unbalanced. If cost or price analysis techniques indicate that an offer is unbalanced, the contracting officer shall—

(i) Consider the risks to the Government associated with the unbalanced pricing in determining the competitive range and in making the source selection decision; and

(ii) Consider whether award of the contract will result in paying unreasonably high prices for contract performance.

(3) An offer may be rejected if the contracting officer determines that the lack of balance poses an unacceptable risk to the Government.

### 15.404-2 Information to support proposal analysis.

(a) Field pricing assistance.

(1) The contracting officer should request field pricing assistance when the information available at the buying activity is inadequate to determine a fair and reasonable price. The contracting officer must tailor requests to reflect the minimum essential supplementary information needed to conduct a technical or cost or pricing analysis.

(2) The contracting officer must tailor the type of information and level of detail requested in accordance with the specialized resources available at the buying activity and the magnitude and complexity of the required analysis. Field pricing assistance is generally available to provide—

(i) Technical, audit, and special reports associated with the cost elements of a proposal, including subcontracts;

(ii) Information on related pricing practices and history;

(iii) Information to help contracting officers determine commerciality and price reasonableness, including—

(A) Verifying sales history to source documents;

(B) Identifying special terms and conditions;

(C) Identifying customarily granted or offered discounts for the item;

(D) Verifying the item to an existing catalog or price list;

(E) Verifying historical data for an item previously not determined commercial that the offeror is now trying to qualify as a commercial item; and

(F) Identifying general market conditions affecting determinations of commerciality and price reasonableness.

(iv) Information relative to the business, technical, production, or other capabilities and practices of an offeror.

(3) When field pricing assistance is requested, contracting officers are encouraged to team with appropriate field experts throughout the acquisition process, including negotiations. Early communication with these experts will assist in determining the extent of assistance required, the specific areas for which assistance is needed, a realistic review schedule, and the information necessary to perform the review.

(4) When requesting field pricing assistance on a contractor’s request for equitable adjustment, the contracting officer shall provide the information listed in 43.204(b)(5).

(5) Field pricing information and other reports may include proprietary or source selection information (see 2.101). This information must be appropriately identified and protected accordingly.

(b) Reporting field pricing information.

(1) Depending upon the extent and complexity of the field pricing review, results, including supporting rationale, may be reported directly to the contracting officer orally, in writing, or by any other method acceptable to the contracting officer.

(i) Whenever circumstances permit, the contracting officer and field pricing experts are encouraged to use telephonic and/or electronic means to request and transmit pricing information.

(ii) When it is necessary to have written technical and audit reports, the contracting officer shall request that the audit agency concurrently forward the audit report to the requesting contracting officer and the administrative contracting officer (ACO). The completed field pricing assistance results may reference audit information, but need not reconcile the audit recommendations and technical recommendations. A copy of the information submitted to the contracting officer by field pricing personnel shall be provided to the audit agency.

(2) Audit and field pricing information, whether written or reported telephonically or electronically, shall be made a part of the official contract file (see 4.807(f)).

(c) Audit assistance for prime contracts or subcontracts.

(1) The contracting officer may contact the cognizant audit office directly, particularly when an audit is the only field pricing support required. The audit office shall send the audit report, or otherwise transmit the audit recommendations, directly to the contracting officer.

(i) The auditor shall not reveal the audit conclusions or recommendations to the offeror/contractor without obtaining the concurrence of the contracting officer. However, the auditor may discuss statements of facts with the contractor.

(ii) The contracting officer should be notified immediately of any information disclosed to the auditor after submission of a report that may significantly affect the audit findings and, if necessary, a supplemental audit report shall be issued.

(2) The contracting officer shall not request a separate preaward audit of indirect costs unless the information already available from an existing audit, completed within the preceding 12 months, is considered inadequate for determining the reasonableness of the proposed indirect costs (41 U.S.C. 254d and 10 U.S.C. 2313).

(3) The auditor is responsible for the scope and depth of the audit. Copies of updated information that will significantly affect the audit should be provided to the auditor by the contracting officer.

(4) General access to the offeror’s books and financial records is limited to the auditor. This limitation does not preclude the contracting officer or the ACO, or their representatives, from requesting that the offeror provide or make available any data or records necessary to analyze the offeror’s proposal.

(d) Deficient proposals. The ACO or the auditor, as appropriate, shall notify the contracting officer immediately if the data provided for review is so deficient as to preclude review or audit, or if the contractor or offeror has denied access to any records considered essential to conduct a satisfactory review or audit. Oral notifications shall be confirmed promptly in writing, including a description of deficient or denied data or records. The contracting officer immediately shall take appropriate action to obtain the required data. Should the offeror/contractor again refuse to provide adequate data, or provide access to necessary data, the contracting officer shall withhold the award or price adjustment and refer the contract action to a higher authority, providing details of the attempts made to resolve the matter and a statement of the practicability of obtaining the supplies or services from another source.

### 15.404-3 Subcontract pricing considerations.

(a) The contracting officer is responsible for the determination of price reasonableness for the prime contract, including subcontracting costs. The contracting officer should consider whether a contractor or subcontractor has an approved purchasing system, has performed cost or price analysis of proposed subcontractor prices, or has negotiated the subcontract prices before negotiation of the prime contract, in determining the reasonableness of the prime contract price. This does not relieve the contracting officer from the responsibility to analyze the contractor’s submission, including subcontractor’s cost or pricing data.

(b) The prime contractor or subcontractor shall—

(1) Conduct appropriate cost or price analyses to establish the reasonableness of proposed subcontract prices;

(2) Include the results of these analyses in the price proposal; and

(3) When required by paragraph (c) of this subsection, submit subcontractor cost or pricing data to the Government as part of its own cost or pricing data.

(c) Any contractor or subcontractor that is required to submit cost or pricing data also shall obtain and analyze cost or pricing data before awarding any subcontract, purchase order, or modification expected to exceed the cost or pricing data threshold, unless an exception in 15.403-1(b) applies to that action.

(1) The contractor shall submit, or cause to be submitted by the subcontractor(s), cost or pricing data to the Government for subcontracts that are the lower of either—

(i) $11.5 million or more; or

(ii) Both more than the pertinent cost or pricing data threshold and more than 10 percent of the prime contractor’s proposed price, unless the contracting officer believes such submission is unnecessary.

(2) The contracting officer may require the contractor or subcontractor to submit to the Government (or cause submission of) subcontractor cost or pricing data below the thresholds in paragraph (c)(1) of this subsection that the contracting officer considers necessary for adequately pricing the prime contract.

(3) Subcontractor cost or pricing data shall be submitted in the format provided in Table 15-2 of 15.408 or the alternate format specified in the solicitation.

(4) Subcontractor cost or pricing data shall be current, accurate, and complete as of the date of price agreement, or, if applicable, an earlier date agreed upon by the parties and specified on the contractor’s Certificate of Current Cost or Pricing Data. The contractor shall update subcontractor’s data, as appropriate, during source selection and negotiations.

(5) If there is more than one prospective subcontractor for any given work, the contractor need only submit to the Government cost or pricing data for the prospective subcontractor most likely to receive the award.

### 15.404-4 Profit.

(a) General. This subsection prescribes policies for establishing the profit or fee portion of the Government prenegotiation objective in price negotiations based on cost analysis.

(1) Profit or fee prenegotiation objectives do not necessarily represent net income to contractors. Rather, they represent that element of the potential total remuneration that contractors may receive for contract performance over and above allowable costs. This potential remuneration element and the Government’s estimate of allowable costs to be incurred in contract performance together equal the Government’s total prenegotiation objective. Just as actual costs may vary from estimated costs, the contractor’s actual realized profit or fee may vary from negotiated profit or fee, because of such factors as efficiency of performance, incurrence of costs the Government does not recognize as allowable, and the contract type.

(2) It is in the Government’s interest to offer contractors opportunities for financial rewards sufficient to stimulate efficient contract performance, attract the best capabilities of qualified large and small business concerns to Government contracts, and maintain a viable industrial base.

(3) Both the Government and contractors should be concerned with profit as a motivator of efficient and effective contract performance. Negotiations aimed merely at reducing prices by reducing profit, without proper recognition of the function of profit, are not in the Government’s interest. Negotiation of extremely low profits, use of historical averages, or automatic application of predetermined percentages to total estimated costs do not provide proper motivation for optimum contract performance.

(b) Policy.

(1) Structured approaches (see paragraph (d) of this subsection) for determining profit or fee prenegotiation objectives provide a discipline for ensuring that all relevant factors are considered. Subject to the authorities in 1.301(c), agencies making noncompetitive contract awards over $100,000 totaling $50 million or more a year—

(i) Shall use a structured approach for determining the profit or fee objective in those acquisitions that require cost analysis; and

(ii) May prescribe specific exemptions for situations in which mandatory use of a structured approach would be clearly inappropriate.

(2) Agencies may use another agency’s structured approach.

(c) Contracting officer responsibilities.

(1) When the price negotiation is not based on cost analysis, contracting officers are not required to analyze profit.

(2) When the price negotiation is based on cost analysis, contracting officers in agencies that have a structured approach shall use it to analyze profit. When not using a structured approach, contracting officers shall comply with paragraph (d)(1) of this subsection in developing profit or fee prenegotiation objectives.

(3) Contracting officers shall use the Government prenegotiation cost objective amounts as the basis for calculating the profit or fee prenegotiation objective. Before applying profit or fee factors, the contracting officer shall exclude any facilities capital cost of money included in the cost objective amounts. If the prospective contractor fails to identify or propose facilities capital cost of money in a proposal for a contract that will be subject to the cost principles for contracts with commercial organizations (see Subpart 31.2), facilities capital cost of money will not be an allowable cost in any resulting contract (see 15.408(i)).

(4)(i) The contracting officer shall not negotiate a price or fee that exceeds the following statutory limitations, imposed by 10 U.S.C. 2306(d) and 41 U.S.C. 254(b):

(A) For experimental, developmental, or research work performed under a cost-plus-fixed-fee contract, the fee shall not exceed 15 percent of the contract’s estimated cost, excluding fee.

(B) For architect-engineer services for public works or utilities, the contract price or the estimated cost and fee for production and delivery of designs, plans, drawings, and specifications shall not exceed 6 percent of the estimated cost of construction of the public work or utility, excluding fees.

(C) For other cost-plus-fixed-fee contracts, the fee shall not exceed 10 percent of the contract’s estimated cost, excluding fee.

(ii) The contracting officer’s signature on the price negotiation memorandum or other documentation supporting determination of fair and reasonable price documents the contracting officer’s determination that the statutory price or fee limitations have not been exceeded.

(5) The contracting officer shall not require any prospective contractor to submit breakouts or supporting rationale for its profit or fee objective but may consider it, if it is submitted voluntarily.

(6) If a change or modification calls for essentially the same type and mix of work as the basic contract and is of relatively small dollar value compared to the total contract value, the contracting officer may use the basic contract’s profit or fee rate as the prenegotiation objective for that change or modification.

(d) Profit-analysis factors—

(1) Common factors. Unless it is clearly inappropriate or not applicable, each factor outlined in paragraphs (d)(1)(i) through (vi) of this subsection shall be considered by agencies in developing their structured approaches and by contracting officers in analyzing profit, whether or not using a structured approach.

(i) Contractor effort. This factor measures the complexity of the work and the resources required of the prospective contractor for contract performance. Greater profit opportunity should be provided under contracts requiring a high degree of professional and managerial skill and to prospective contractors whose skills, facilities, and technical assets can be expected to lead to efficient and economical contract performance. The subfactors in paragraphs (d)(1)(i)(A) through (D) of this subsection shall be considered in determining contractor effort, but they may be modified in specific situations to accommodate differences in the categories used by prospective contractors for listing costs—

(A) Material acquisition. This subfactor measures the managerial and technical effort needed to obtain the required purchased parts and material, subcontracted items, and special tooling. Considerations include the complexity of the items required, the number of purchase orders and subcontracts to be awarded and administered, whether established sources are available or new or second sources must be developed, and whether material will be obtained through routine purchase orders or through complex subcontracts requiring detailed specifications. Profit consideration should correspond to the managerial and technical effort involved.

(B) Conversion direct labor. This subfactor measures the contribution of direct engineering, manufacturing, and other labor to converting the raw materials, data, and subcontracted items into the contract items. Considerations include the diversity of engineering, scientific, and manufacturing labor skills required and the amount and quality of supervision and coordination needed to perform the contract task.

(C) Conversion-related indirect costs. This subfactor measures how much the indirect costs contribute to contract performance. The labor elements in the allocable indirect costs should be given the profit consideration they would receive if treated as direct labor. The other elements of indirect costs should be evaluated to determine whether they merit only limited profit consideration because of their routine nature, or are elements that contribute significantly to the proposed contract.

(D) General management. This subfactor measures the prospective contractor’s other indirect costs and general and administrative (G&A) expense, their composition, and how much they contribute to contract performance. Considerations include how labor in the overhead pools would be treated if it were direct labor, whether elements within the pools are routine expenses or instead are elements that contribute significantly to the proposed contract, and whether the elements require routine as opposed to unusual managerial effort and attention.

(ii) Contract cost risk.

(A) This factor measures the degree of cost responsibility and associated risk that the prospective contractor will assume as a result of the contract type contemplated and considering the reliability of the cost estimate in relation to the complexity and duration of the contract task. Determination of contract type should be closely related to the risks involved in timely, cost-effective, and efficient performance. This factor should compensate contractors proportionately for assuming greater cost risks.

(B) The contractor assumes the greatest cost risk in a closely priced firm-fixed-price contract under which it agrees to perform a complex undertaking on time and at a predetermined price. Some firm-fixed-price contracts may entail substantially less cost risk than others because, for example, the contract task is less complex or many of the contractor’s costs are known at the time of price agreement, in which case the risk factor should be reduced accordingly. The contractor assumes the least cost risk in a cost-plus-fixed-fee level-of-effort contract, under which it is reimbursed those costs determined to be allocable and allowable, plus the fixed fee.

(C) In evaluating assumption of cost risk, contracting officers shall, except in unusual circumstances, treat time-and-materials, labor-hour, and firm-fixed-price, level-of-effort term contracts as cost-plus-fixed-fee contracts.

(iii) Federal socioeconomic programs. This factor measures the degree of support given by the prospective contractor to Federal socioeconomic programs, such as those involving small business concerns, small business concerns owned and controlled by socially and economically disadvantaged individuals, women-owned small business concerns, veteran-owned, HUBZone, service-disabled veteran-owned small business concerns, handicapped sheltered workshops, and energy conservation. Greater profit opportunity should be provided contractors that have displayed unusual initiative in these programs.

(iv) Capital investments. This factor takes into account the contribution of contractor investments to efficient and economical contract performance.

(v) Cost-control and other past accomplishments. This factor allows additional profit opportunities to a prospective contractor that has previously demonstrated its ability to perform similar tasks effectively and economically. In addition, consideration should be given to measures taken by the prospective contractor that result in productivity improvements, and other cost-reduction accomplishments that will benefit the Government in follow-on contracts.

(vi) Independent development. Under this factor, the contractor may be provided additional profit opportunities in recognition of independent development efforts relevant to the contract end item without Government assistance. The contracting officer should consider whether the development cost was recovered directly or indirectly from Government sources.

(2) Additional factors. In order to foster achievement of program objectives, each agency may include additional factors in its structured approach or take them into account in the profit analysis of individual contract actions.

### 15.405 Price negotiation.

(a) The purpose of performing cost or price analysis is to develop a negotiation position that permits the contracting officer and the offeror an opportunity to reach agreement on a fair and reasonable price. A fair and reasonable price does not require that agreement be reached on every element of cost, nor is it mandatory that the agreed price be within the contracting officer’s initial negotiation position. Taking into consideration the advisory recommendations, reports of contributing specialists, and the current status of the contractor’s purchasing system, the contracting officer is responsible for exercising the requisite judgment needed to reach a negotiated settlement with the offeror and is solely responsible for the final price agreement. However, when significant audit or other specialist recommendations are not adopted, the contracting officer should provide rationale that supports the negotiation result in the price negotiation documentation.

(b) The contracting officer’s primary concern is the overall price the Government will actually pay. The contracting officer’s objective is to negotiate a contract of a type and with a price providing the contractor the greatest incentive for efficient and economical performance. The negotiation of a contract type and a price are related and should be considered together with the issues of risk and uncertainty to the contractor and the Government. Therefore, the contracting officer should not become preoccupied with any single element and should balance the contract type, cost, and profit or fee negotiated to achieve a total result—a price that is fair and reasonable to both the Government and the contractor.

(c) The Government’s cost objective and proposed pricing arrangement directly affect the profit or fee objective. Because profit or fee is only one of several interrelated variables, the contracting officer shall not agree on profit or fee without concurrent agreement on cost and type of contract.

(d) If, however, the contractor insists on a price or demands a profit or fee that the contracting officer considers unreasonable, and the contracting officer has taken all authorized actions (including determining the feasibility of developing an alternative source) without success, the contracting officer shall refer the contract action to a level above the contracting officer. Disposition of the action should be documented.

### 15.406 Documentation.

### 15.406-1 Prenegotiation objectives.

(a) The prenegotiation objectives establish the Government’s initial negotiation position. They assist in the contracting officer’s determination of fair and reasonable price. They should be based on the results of the contracting officer’s analysis of the offeror’s proposal, taking into consideration all pertinent information including field pricing assistance, audit reports and technical analysis, fact-finding results, independent Government cost estimates and price histories.

(b) The contracting officer shall establish prenegotiation objectives before the negotiation of any pricing action. The scope and depth of the analysis supporting the objectives should be directly related to the dollar value, importance, and complexity of the pricing action. When cost analysis is required, the contracting officer shall document the pertinent issues to be negotiated, the cost objectives, and a profit or fee objective.

### 15.406-2 Certificate of Current Cost or Pricing Data.

(a) When cost or pricing data are required, the contracting officer must require the contractor to execute a Certificate of Current Cost or Pricing Data, using the format in this paragraph, and must include the executed certificate in the contract file.

Certificate of Current Cost or Pricing Data

This is to certify that, to the best of my knowledge and belief, the cost or pricing data (as defined in section 2.101 of the Federal Acquisition Regulation (FAR) and required under FAR subsection 15.403-4) submitted, either actually or by specific identification in writing, to the Contracting Officer or to the Contracting Officer's representative in support of ________* are accurate, complete, and current as of ________**. This certification includes the cost or pricing data supporting any advance agreements and forward pricing rate agreements between the offeror and the Government that are part of the proposal.

Firm _____________________________________________

Signature _________________________________________

Name ____________________________________________

Title _____________________________________________

Date of execution***________________________________

* Identify the proposal, request for price adjustment, or other submission involved, giving the appropriate identifying number (e.g., RFP No.).

** Insert the day, month, and year when price negotiations were concluded and price agreement was reached or, if applicable, an earlier date agreed upon between the parties that is as close as practicable to the date of agreement on price.

*** Insert the day, month, and year of signing, which should be as close as practicable to the date when the price negotiations were concluded and the contract price was agreed to.

(End of certificate)

(b) The certificate does not constitute a representation as to the accuracy of the contractor’s judgment on the estimate of future costs or projections. It applies to the data upon which the judgment or estimate was based. This distinction between fact and judgment should be clearly understood. If the contractor had information reasonably available at the time of agreement showing that the negotiated price was not based on accurate, complete, and current data, the contractor’s responsibility is not limited by any lack of personal knowledge of the information on the part of its negotiators.

(c) The contracting officer and contractor are encouraged to reach a prior agreement on criteria for establishing closing or cutoff dates when appropriate in order to minimize delays associated with proposal updates. Closing or cutoff dates should be included as part of the data submitted with the proposal and, before agreement on price, data should be updated by the contractor to the latest closing or cutoff dates for which the data are available. Use of cutoff dates coinciding with reports is acceptable, as certain data may not be reasonably available before normal periodic closing dates (e.g., actual indirect costs). Data within the contractor’s or a subcontractor’s organization on matters significant to contractor management and to the Government will be treated as reasonably available. What is significant depends upon the circumstances of each acquisition.

(d) Possession of a Certificate of Current Cost or Pricing Data is not a substitute for examining and analyzing the contractor’s proposal.

(e) If cost or pricing data are requested by the Government and submitted by an offeror, but an exception is later found to apply, the data shall not be considered cost or pricing data and shall not be certified in accordance with this subsection.

### 15.406-3 Documenting the negotiation.

(a) The contracting officer shall document in the contract file the principal elements of the negotiated agreement. The documentation (e.g., price negotiation memorandum (PNM)) shall include the following:

(1) The purpose of the negotiation.

(2) A description of the acquisition, including appropriate identifying numbers (e.g., RFP No.).

(3) The name, position, and organization of each person representing the contractor and the Government in the negotiation.

(4) The current status of any contractor systems (e.g., purchasing, estimating, accounting, and compensation) to the extent they affected and were considered in the negotiation.

(5) If cost or pricing data were not required in the case of any price negotiation exceeding the cost or pricing data threshold, the exception used and the basis for it.

(6) If cost or pricing data were required, the extent to which the contracting officer—

(i) Relied on the cost or pricing data submitted and used them in negotiating the price;

(ii) Recognized as inaccurate, incomplete, or noncurrent any cost or pricing data submitted; the action taken by the contracting officer and the contractor as a result; and the effect of the defective data on the price negotiated; or

(iii) Determined that an exception applied after the data were submitted and, therefore, considered not to be cost or pricing data.

(7) A summary of the contractor’s proposal, any field pricing assistance recommendations, including the reasons for any pertinent variances from them, the Government’s negotiation objective, and the negotiated position. Where the determination of price reasonableness is based on cost analysis, the summary shall address each major cost element. When determination of price reasonableness is based on price analysis, the summary shall include the source and type of data used to support the determination.

(8) The most significant facts or considerations controlling the establishment of the prenegotiation objectives and the negotiated agreement including an explanation of any significant differences between the two positions.

(9) To the extent such direction has a significant effect on the action, a discussion and quantification of the impact of direction given by Congress, other agencies, and higher-level officials (i.e., officials who would not normally exercise authority during the award and review process for the instant contract action).

(10) The basis for the profit or fee prenegotiation objective and the profit or fee negotiated.

(11) Documentation of fair and reasonable pricing.

(b) Whenever field pricing assistance has been obtained, the contracting officer shall forward a copy of the negotiation documentation to the office(s) providing assistance. When appropriate, information on how advisory field support can be made more effective should be provided separately.

### 15.407 Special cost or pricing areas.

### 15.407-1 Defective cost or pricing data.

(a) If, before agreement on price, the contracting officer learns that any cost or pricing data submitted are inaccurate, incomplete, or noncurrent, the contracting officer shall immediately bring the matter to the attention of the prospective contractor, whether the defective data increase or decrease the contract price. The contracting officer shall consider any new data submitted to correct the deficiency, or consider the inaccuracy, incompleteness, or noncurrency of the data when negotiating the contract price. The price negotiation memorandum shall reflect the adjustments made to the data or the corrected data used to negotiate the contract price.

(b)(1) If, after award, cost or pricing data are found to be inaccurate, incomplete, or noncurrent as of the date of final agreement on price or an earlier date agreed upon by the parties given on the contractor’s or subcontractor’s Certificate of Current Cost or Pricing Data, the Government is entitled to a price adjustment, including profit or fee, of any significant amount by which the price was increased because of the defective data. This entitlement is ensured by including in the contract one of the clauses prescribed in 15.408(b) and (c) and is set forth in the clauses at 52.215-10, Price Reduction for Defective Cost or Pricing Data, and 52.215-11, Price Reduction for Defective Cost or Pricing Data—Modifications. The clauses give the Government the right to a price adjustment for defects in cost or pricing data submitted by the contractor, a prospective subcontractor, or an actual subcontractor.

(2) In arriving at a price adjustment, the contracting officer shall consider the time by which the cost or pricing data became reasonably available to the contractor, and the extent to which the Government relied upon the defective data.

(3) The clauses referred to in paragraph (b)(1) of this subsection recognize that the Government’s right to a price adjustment is not affected by any of the following circumstances:

(i) The contractor or subcontractor was a sole source supplier or otherwise was in a superior bargaining position;

(ii) The contracting officer should have known that the cost or pricing data in issue were defective even though the contractor or subcontractor took no affirmative action to bring the character of the data to the attention of the contracting officer;

(iii) The contract was based on an agreement about the total cost of the contract and there was no agreement about the cost of each item procured under such contract; or

(iv) Cost or pricing data were required; however, the contractor or subcontractor did not submit a Certificate of Current Cost or Pricing Data relating to the contract.

(4) Subject to paragraphs (b)(5) and (6) of this subsection, the contracting officer shall allow an offset for any understated cost or pricing data submitted in support of price negotiations, up to the amount of the Government’s claim for overstated pricing data arising out of the same pricing action (e.g., the initial pricing of the same contract or the pricing of the same change order).

(5) An offset shall be allowed only in an amount supported by the facts and if the contractor—

(i) Certifies to the contracting officer that, to the best of the contractor’s knowledge and belief, the contractor is entitled to the offset in the amount requested; and

(ii) Proves that the cost or pricing data were available before the “as of” date specified on the Certificate of Current Cost or Pricing Data but were not submitted. Such offsets need not be in the same cost groupings (e.g., material, direct labor, or indirect costs).

(6) An offset shall not be allowed if—

(i) The understated data were known by the contractor to be understated before the “as of” date specified on the Certificate of Current Cost or Pricing Data; or

(ii) The Government proves that the facts demonstrate that the price would not have increased in the amount to be offset even if the available data had been submitted before the “as of” date specified on the Certificate of Current Cost or Pricing Data.

(7)(i) In addition to the price adjustment, the Government is entitled to recovery of any overpayment plus interest on the overpayments. The Government is also entitled to penalty amounts on certain of these overpayments. Overpayment occurs only when payment is made for supplies or services accepted by the Government. Overpayments do not result from amounts paid for contract financing, as defined in 32.001.

(ii) In calculating the interest amount due, the contracting officer shall—

(A) Determine the defective pricing amounts that have been overpaid to the contractor;

(B) Consider the date of each overpayment (the date of overpayment for this interest calculation shall be the date payment was made for the related completed and accepted contract items; or for subcontract defective pricing, the date payment was made to the prime contractor, based on prime contract progress billings or deliveries, which included payments for a completed and accepted subcontract item); and

(C) Apply the underpayment interest rate(s) in effect for each quarter from the time of overpayment to the time of repayment, utilizing rate(s) prescribed by the Secretary of the Treasury under 26 U.S.C. 6621(a)(2).

(iii) In arriving at the amount due for penalties on contracts where the submission of defective cost or pricing data was a knowing submission, the contracting officer shall obtain an amount equal to the amount of overpayment made. Before taking any contractual actions concerning penalties, the contracting officer shall obtain the advice of counsel.

(iv) In the demand letter, the contracting officer shall separately include—

(A) The repayment amount;

(B) The penalty amount (if any);

(C) The interest amount through a specified date; and

(D) A statement that interest will continue to accrue until repayment is made.

(c) If, after award, the contracting officer learns or suspects that the data furnished were not accurate, complete, and current, or were not adequately verified by the contractor as of the time of negotiation, the contracting officer shall request an audit to evaluate the accuracy, completeness, and currency of the data. The Government may evaluate the profit-cost relationships only if the audit reveals that the data certified by the contractor were defective. The contracting officer shall not reprice the contract solely because the profit was greater than forecast or because a contingency specified in the submission failed to materialize.

(d) For each advisory audit received based on a postaward review that indicates defective pricing, the contracting officer shall make a determination as to whether or not the data submitted were defective and relied upon. Before making such a determination, the contracting officer should give the contractor an opportunity to support the accuracy, completeness, and currency of the data in question. The contracting officer shall prepare a memorandum documenting both the determination and any corrective action taken as a result. The contracting officer shall send one copy of this memorandum to the auditor and, if the contract has been assigned for administration, one copy to the administrative contracting officer (ACO). A copy of the memorandum or other notice of the contracting officer’s determination shall be provided to the contractor.

(e) If both the contractor and subcontractor submitted, and the contractor certified, or should have certified, cost or pricing data, the Government has the right, under the clauses at 52.215-10, Price Reduction for Defective Cost or Pricing Data, and 52.215-11, Price Reduction for Defective Cost or Pricing Data—Modifications, to reduce the prime contract price if it was significantly increased because a subcontractor submitted defective data. This right applies whether these data supported subcontract cost estimates or supported firm agreements between subcontractor and contractor.

(f) If Government audit discloses defective subcontractor cost or pricing data, the information necessary to support a reduction in prime contract and subcontract prices may be available only from the Government. To the extent necessary to secure a prime contract price reduction, the contracting officer should make this information available to the prime contractor or appropriate subcontractors, upon request. If release of the information would compromise Government security or disclose trade secrets or confidential business information, the contracting officer shall release it only under conditions that will protect it from improper disclosure. Information made available under this paragraph shall be limited to that used as the basis for the prime contract price reduction. In order to afford an opportunity for corrective action, the contracting officer should give the prime contractor reasonable advance notice before determining to reduce the prime contract price.

(1) When a prime contractor includes defective subcontract data in arriving at the price but later awards the subcontract to a lower priced subcontractor (or does not subcontract for the work), any adjustment in the prime contract price due to defective subcontract data is limited to the difference (plus applicable indirect cost and profit markups) between the subcontract price used for pricing the prime contract, and either the actual subcontract price or the actual cost to the contractor, if not subcontracted, provided the data on which the actual subcontract price is based are not themselves defective.

(2) Under cost-reimbursement contracts and under all fixed-price contracts except firm-fixed-price contracts and fixed-price contracts with economic price adjustment, payments to subcontractors that are higher than they would be had there been no defective subcontractor cost or pricing data shall be the basis for disallowance or nonrecognition of costs under the clauses prescribed in 15.408(b) and (c). The Government has a continuing and direct financial interest in such payments that is unaffected by the initial agreement on prime contract price.

### 15.407-2 Make-or-buy programs.

(a) General. The prime contractor is responsible for managing contract performance, including planning, placing, and administering subcontracts as necessary to ensure the lowest overall cost and technical risk to the Government. When make-or-buy programs are required, the Government may reserve the right to review and agree on the contractor’s make-or-buy program when necessary to ensure negotiation of reasonable contract prices, satisfactory performance, or implementation of socioeconomic policies. Consent to subcontracts and review of contractors’ purchasing systems are separate actions covered in Part 44.

(b) Definition. “Make item,” as used in this subsection, means an item or work effort to be produced or performed by the prime contractor or its affiliates, subsidiaries, or divisions.

(c) Acquisitions requiring make-or-buy programs.

(1) Contracting officers may require prospective contractors to submit make-or-buy program plans for negotiated acquisitions requiring cost or pricing data whose estimated value is $11.5 million or more, except when the proposed contract is for research or development and, if prototypes or hardware are involved, no significant follow-on production is anticipated.

(2) Contracting officers may require prospective contractors to submit make-or-buy programs for negotiated acquisitions whose estimated value is under $11.5 million only if the contracting officer—

(i) Determines that the information is necessary; and

(ii) Documents the reasons in the contract file.

(d) Solicitation requirements. When prospective contractors are required to submit proposed make-or-buy programs, the solicitation shall include—

(1) A statement that the program and required supporting information must accompany the offer; and

(2) A description of factors to be used in evaluating the proposed program, such as capability, capacity, availability of small, small disadvantaged, women-owned, veteran-owned, HUBZone, and service-disabled veteran-owned small business concerns for subcontracting, establishment of new facilities in or near labor surplus areas, delivery or performance schedules, control of technical and schedule interfaces, proprietary processes, technical superiority or exclusiveness, and technical risks involved.

(e) Program requirements. To support a make-or-buy program, the following information shall be supplied by the contractor in its proposal:

(1) Items and work included. The information required from a contractor in a make-or-buy program shall be confined to those major items or work efforts that normally would require company management review of the make-or-buy decision because they are complex, costly, needed in large quantities, or require additional equipment or real property to produce. Raw materials, commercial items (see 2.101), and off-the-shelf items (see 46.101) shall not be included, unless their potential impact on contract cost or schedule is critical. Normally, make-or-buy programs should not include items or work efforts estimated to cost less than 1 percent of the total estimated contract price or any minimum dollar amount set by the agency.

(2) The offeror’s program should include or be supported by the following information:

(i) A description of each major item or work effort.

(ii) Categorization of each major item or work effort as “must make,” “must buy,” or “can either make or buy.”

(iii) For each item or work effort categorized as “can either make or buy,” a proposal either to “make” or to “buy.”

(iv) Reasons for categorizing items and work efforts as “must make” or “must buy,” and proposing to “make” or to “buy” those categorized as “can either make or buy.” The reasons must include the consideration given to the evaluation factors described in the solicitation and must be in sufficient detail to permit the contracting officer to evaluate the categorization or proposal.

(v) Designation of the plant or division proposed to make each item or perform each work effort, and a statement as to whether the existing or proposed new facility is in or near a labor surplus area.

(vi) Identification of proposed subcontractors, if known, and their location and size status (also see Subpart 19.7 for subcontracting plan requirements).

(vii) Any recommendations to defer make-or-buy decisions when categorization of some items or work efforts is impracticable at the time of submission.

(viii) Any other information the contracting officer requires in order to evaluate the program.

(f) Evaluation, negotiation, and agreement. Contracting officers shall evaluate and negotiate proposed make-or-buy programs as soon as practicable after their receipt and before contract award.

(1) When the program is to be incorporated in the contract and the design status of the product being acquired does not permit accurate precontract identification of major items or work efforts, the contracting officer shall notify the prospective contractor in writing that these items or efforts, when identifiable, shall be added under the clause at 52.215-9, Changes or Additions to Make-or-Buy Program.

(2) Contracting officers normally shall not agree to proposed “make items” when the products or services are not regularly manufactured or provided by the contractor and are available—quality, quantity, delivery, and other essential factors considered—from another firm at equal or lower prices, or when they are regularly manufactured or provided by the contractor, but are available—quality, quantity, delivery, and other essential factors considered—from another firm at lower prices. However, the contracting officer may agree to these as “make items” if an overall lower Governmentwide cost would result or it is otherwise in the best interest of the Government. If this situation occurs in any fixed-price incentive or cost-plus-incentive-fee contract, the contracting officer shall specify these items in the contract and state that they are subject to paragraph (d) of the clause at 52.215-9, Changes or Additions to Make-or-Buy Program (see 15.408(a)). If the contractor proposes to reverse the categorization of such items during contract performance, the contract price shall be subject to equitable reduction.

(g) Incorporating make-or-buy programs in contracts. The contracting officer may incorporate the make-or-buy program in negotiated contracts for—

(1) Major systems (see Part 34) or their subsystems or components, regardless of contract type; or

(2) Other supplies and services if—

(i) The contract is a cost-reimbursable contract, or a cost-sharing contract in which the contractor’s share of the cost is less than 25 percent; and

(ii) The contracting officer determines that technical or cost risks justify Government review and approval of changes or additions to the make-or-buy program.

### 15.407-3 Forward pricing rate agreements.

(a) When cost or pricing data are required, offerors are required to describe any forward pricing rate agreements (FPRA’s) in each specific pricing proposal to which the rates apply and to identify the latest cost or pricing data already submitted in accordance with the agreement. All data submitted in connection with the agreement, updated as necessary, form a part of the total data that the offeror certifies to be accurate, complete, and current at the time of agreement on price for an initial contract or for a contract modification.

(b) Contracting officers will use FPRA rates as bases for pricing all contracts, modifications, and other contractual actions to be performed during the period covered by the agreement. Conditions that may affect the agreement’s validity shall be reported promptly to the ACO. If the ACO determines that a changed condition invalidates the agreement, the ACO shall notify all interested parties of the extent of its effect and status of efforts to establish a revised FPRA.

(c) Contracting officers shall not require certification at the time of agreement for data supplied in support of FPRA’s or other advance agreements. When a forward pricing rate agreement or other advance agreement is used to price a contract action that requires a certificate, the certificate supporting that contract action shall cover the data supplied to support the FPRA or other advance agreement, and all other data supporting the action.

### 15.407-4 Should-cost review.

(a) General.

(1) Should-cost reviews are a specialized form of cost analysis. Should-cost reviews differ from traditional evaluation methods because they do not assume that a contractor’s historical costs reflect efficient and economical operation. Instead, these reviews evaluate the economy and efficiency of the contractor’s existing work force, methods, materials, equipment, real property, operating systems, and management. These reviews are accomplished by a multi-functional team of Government contracting, contract administration, pricing, audit, and engineering representatives. The objective of should-cost reviews is to promote both short and long-range improvements in the contractor’s economy and efficiency in order to reduce the cost of performance of Government contracts. In addition, by providing rationale for any recommendations and quantifying their impact on cost, the Government will be better able to develop realistic objectives for negotiation.

(2) There are two types of should-cost reviews—program should-cost review (see paragraph (b) of this subsection) and overhead should-cost review (see paragraph (c) of this subsection). These should-cost reviews may be performed together or independently. The scope of a should-cost review can range from a large-scale review examining the contractor’s entire operation (including plant-wide overhead and selected major subcontractors) to a small-scale tailored review examining specific portions of a contractor’s operation.

(b) Program should-cost review.

(1) A program should-cost review is used to evaluate significant elements of direct costs, such as material and labor, and associated indirect costs, usually associated with the production of major systems. When a program should-cost review is conducted relative to a contractor proposal, a separate audit report on the proposal is required.

(2) A program should-cost review should be considered, particularly in the case of a major system acquisition (see Part 34), when—

(i) Some initial production has already taken place;

(ii) The contract will be awarded on a sole source basis;

(iii) There are future year production requirements for substantial quantities of like items;

(iv) The items being acquired have a history of increasing costs;

(v) The work is sufficiently defined to permit an effective analysis and major changes are unlikely;

(vi) Sufficient time is available to plan and adequately conduct the should-cost review; and

(vii) Personnel with the required skills are available or can be assigned for the duration of the should-cost review.

(3) The contracting officer should decide which elements of the contractor’s operation have the greatest potential for cost savings and assign the available personnel resources accordingly. The expertise of on-site Government personnel should be used, when appropriate. While the particular elements to be analyzed are a function of the contract work task, elements such as manufacturing, pricing and accounting, management and organization, and subcontract and vendor management are normally reviewed in a should-cost review.

(4) In acquisitions for which a program should-cost review is conducted, a separate program should-cost review team report, prepared in accordance with agency procedures, is required. The contracting officer shall consider the findings and recommendations contained in the program should-cost review team report when negotiating the contract price. After completing the negotiation, the contracting officer shall provide the ACO a report of any identified uneconomical or inefficient practices, together with a report of correction or disposition agreements reached with the contractor. The contracting officer shall establish a follow-up plan to monitor the correction of the uneconomical or inefficient practices.

(5) When a program should-cost review is planned, the contracting officer should state this fact in the acquisition plan or acquisition plan updates (see Subpart 7.1) and in the solicitation.

(c) Overhead should-cost review.

(1) An overhead should- cost review is used to evaluate indirect costs, such as fringe benefits, shipping and receiving, real property, and equipment, depreciation, plant maintenance and security, taxes, and general and administrative activities. It is normally used to evaluate and negotiate an FPRA with the contractor. When an overhead should-cost review is conducted, a separate audit report is required.

(2) The following factors should be considered when selecting contractor sites for overhead should-cost reviews:

(i) Dollar amount of Government business.

(ii) Level of Government participation.

(iii) Level of noncompetitive Government contracts.

(iv) Volume of proposal activity.

(v) Major system or program.

(vi) Corporate reorganizations, mergers, acquisitions, or takeovers.

(vii) Other conditions (e.g., changes in accounting systems, management, or business activity).

(3) The objective of the overhead should-cost review is to evaluate significant indirect cost elements in-depth, and identify and recommend corrective actions regarding inefficient and uneconomical practices. If it is conducted in conjunction with a program should-cost review, a separate overhead should-cost review report is not required. However, the findings and recommendations of the overhead should-cost team, or any separate overhead should-cost review report, shall be provided to the ACO. The ACO should use this information to form the basis for the Government position in negotiating an FPRA with the contractor. The ACO shall establish a follow-up plan to monitor the correction of the uneconomical or inefficient practices.

### 15.407-5 Estimating systems.

(a) Using an acceptable estimating system for proposal preparation benefits both the Government and the contractor by increasing the accuracy and reliability of individual proposals. Cognizant audit activities, when it is appropriate to do so, shall establish and manage regular programs for reviewing selected contractors’ estimating systems or methods, in order to reduce the scope of reviews to be performed on individual proposals, expedite the negotiation process, and increase the reliability of proposals. The results of estimating system reviews shall be documented in survey reports.

(b) The auditor shall send a copy of the estimating system survey report and a copy of the official notice of corrective action required to each contracting office and contract administration office having substantial business with that contractor. Significant deficiencies not corrected by the contractor shall be a consideration in subsequent proposal analyses and negotiations.

### 15.408 Solicitation provisions and contract clauses.

(a) Changes or Additions to Make-or-Buy Program. The contracting officer shall insert the clause at 52.215-9, Changes or Additions to Make-or-Buy Program, in solicitations and contracts when it is contemplated that a make-or-buy program will be incorporated in the contract. If a less economical “make” or “buy” categorization is selected for one or more items of significant value, the contracting officer shall use the clause with—

(1) Its Alternate I, if a fixed-price incentive contract is contemplated; or

(2) Its Alternate II, if a cost-plus-incentive-fee contract is contemplated.

(b) Price Reduction for Defective Cost or Pricing Data. The contracting officer shall, when contracting by negotiation, insert the clause at 52.215-10, Price Reduction for Defective Cost or Pricing Data, in solicitations and contracts when it is contemplated that cost or pricing data will be required from the contractor or any subcontractor (see 15.403-4).

(c) Price Reduction for Defective Cost or Pricing Data—Modifications. The contracting officer shall, when contracting by negotiation, insert the clause at 52.215-11, Price Reduction for Defective Cost or Pricing Data—Modifications, in solicitations and contracts when it is contemplated that cost or pricing data will be required from the contractor or any subcontractor (see 15.403-4) for the pricing of contract modifications, and the clause prescribed in paragraph (b) of this section has not been included.

(d) Subcontractor Cost or Pricing Data. The contracting officer shall insert the clause at 52.215-12, Subcontractor Cost or Pricing Data, in solicitations and contracts when the clause prescribed in paragraph (b) of this section is included.

(e) Subcontractor Cost or Pricing Data—Modifications. The contracting officer shall insert the clause at 52.215-13, Subcontractor Cost or Pricing Data—Modifications, in solicitations and contracts when the clause prescribed in paragraph (c) of this section is included.

(f) Integrity of Unit Prices.

(1) The contracting officer shall insert the clause at 52.215-14, Integrity of Unit Prices, in solicitations and contracts except for-

(i) Acquisitions at or below the simplified acquisition threshold;

(ii) Construction or architect-engineer services under Part 36;

(iii) Utility services under Part 41;

(iv) Service contracts where supplies are not required;

(v) Acquisitions of commercial items; and

(vi) Contracts for petroleum products.

(2) The contracting officer shall insert the clause with its Alternate I when contracting without adequate price competition or when prescribed by agency regulations.

(g) Pension Adjustments and Asset Reversions. The contracting officer shall insert the clause at 52.215-15, Pension Adjustments and Asset Reversions, in solicitations and contracts for which it is anticipated that cost or pricing data will be required or for which any preaward or postaward cost determinations will be subject to Part 31.

(h) Facilities Capital Cost of Money. The contracting officer shall insert the provision at 52.215-16, Facilities Capital Cost of Money, in solicitations expected to result in contracts that are subject to the cost principles for contracts with commercial organizations (see Subpart 31.2).

(i) Waiver of Facilities Capital Cost of Money. If the prospective contractor does not propose facilities capital cost of money in its offer, the contracting officer shall insert the clause at 52.215-17, Waiver of Facilities Capital Cost of Money, in the resulting contract.

(j) Reversion or Adjustment of Plans for Postretirement Benefits (PRB) Other Than Pensions. The contracting officer shall insert the clause at 52.215-18, Reversion or Adjustment of Plans for Postretirement Benefits (PRB) Other Than Pensions, in solicitations and contracts for which it is anticipated that cost or pricing data will be required or for which any preaward or postaward cost determinations will be subject to Part 31.

(k) Notification of Ownership Changes. The contracting officer shall insert the clause at 52.215-19, Notification of Ownership Changes, in solicitations and contracts for which it is contemplated that cost or pricing data will be required or for which any preaward or postaward cost determination will be subject to Subpart 31.2.

(l) Requirements for Cost or Pricing Data or Information Other Than Cost or Pricing Data. Considering the hierarchy at 15.402, the contracting officer may insert the provision at 52.215-20, Requirements for Cost or Pricing Data or Information Other Than Cost or Pricing Data, in solicitations if it is reasonably certain that cost or pricing data or information other than cost or pricing data will be required. This provision also provides instructions to offerors on how to request an exception. The contracting officer shall—

(1) Use the provision with its Alternate I to specify a format for cost or pricing data other than the format required by Table 15-2 of this section;

(2) Use the provision with its Alternate II if copies of the proposal are to be sent to the ACO and contract auditor;

(3) Use the provision with its Alternate III if submission via electronic media is required; and

(4) Replace the basic provision with its Alternate IV if cost or pricing data are not expected to be required because an exception may apply, but information other than cost or pricing data is required as described in 15.403-3.

(m) Requirements for Cost or Pricing Data or Information Other Than Cost or Pricing Data—Modifications. Considering the hierarchy at 15.402, the contracting officer may insert the clause at 52.215-21, Requirements for Cost or Pricing Data or Information Other Than Cost or Pricing Data—Modifications, in solicitations and contracts if it is reasonably certain that cost or pricing data or information other than cost or pricing data will be required for modifications. This clause also provides instructions to contractors on how to request an exception. The contracting officer shall—

(1) Use the clause with its Alternate I to specify a format for cost or pricing data other than the format required by Table 15-2 of this section;

(2) Use the clause with its Alternate II if copies of the proposal are to be sent to the ACO and contract auditor;

(3) Use the clause with its Alternate III if submission via electronic media is required; and

(4) Replace the basic clause with its Alternate IV if cost or pricing data are not expected to be required because an exception may apply, but information other than cost or pricing data is required as described in 15.403-3.

Table 15-2—Instructions for Submitting Cost/Price Proposals When Cost or Pricing Data Are Required
This document provides instructions for preparing a contract pricing proposal when cost or pricing data are required.
Note 1. There is a clear distinction between submitting cost or pricing data and merely making available books, records, and other documents without identification. The requirement for submission of cost or pricing data is met when all accurate cost or pricing data reasonably available to the offeror have been submitted, either actually or by specific identification, to the Contracting Officer or an authorized representative. As later information comes into your possession, it should be submitted promptly to the Contracting Officer in a manner that clearly shows how the information relates to the offeror’s price proposal. The requirement for submission of cost or pricing data continues up to the time of agreement on price, or an earlier date agreed upon between the parties if applicable.
Note 2. By submitting your proposal, you grant the Contracting Officer or an authorized representative the right to examine records that formed the basis for the pricing proposal. That examination can take place at any time before award. It may include those books, records, documents, and other types of factual information (regardless of form or whether the information is specifically referenced or included in the proposal as the basis for pricing) that will permit an adequate evaluation of the proposed price.
I. General Instructions
A. You must provide the following information on the first page of your pricing proposal:
(1) Solicitation, contract, and/or modification number;
(2) Name and address of offeror;
(3) Name and telephone number of point of contact;
(4) Name of contract administration office (if available);
(5) Type of contract action (that is, new contract, change order, price revision/redetermination, letter contract, unpressed order, or other);
(6) Proposed cost; profit or fee; and total;
(7) Whether you will require the use of Government property in the performance of the contract, and, if so, what property;
(8) Whether your organization is subject to cost accounting standards; whether your organization has submitted a CASB Disclosure Statement, and if it has been determined adequate; whether you have been notified that you are or may be in noncompliance with your Disclosure Statement or CAS (other than a noncompliance that the cognizant Federal agency official has determined to have an immaterial cost impact), and, if yes, an explanation; whether any aspect of this proposal is inconsistent with your disclosed practices or applicable CAS, and, if so, an explanation; and whether the proposal is consistent with your established estimating and accounting principles and procedures and FAR Part 31, Cost Principles, and, if not, an explanation;
(9) The following statement: This proposal reflects our estimates and/or actual costs as of this date and conforms with the instructions in FAR 15.403-5(b)(1) and Table 15-2. By submitting this proposal, we grant the Contracting Officer and authorized representative(s) the right to examine, at any time before award, those records, which include books, documents, accounting procedures and practices, and other data, regardless of type and form or whether such supporting information is specifically referenced or included in the proposal as the basis for pricing, that will permit an adequate evaluation of the proposed price.
(10) Date of submission; and
(11) Name, title, and signature of authorized representative.
B. In submitting your proposal, you must include an index, appropriately referenced, of all the cost or pricing data and information accompanying or identified in the proposal. In addition, you must annotate any future additions and/or revisions, up to the date of agreement on price, or an earlier date agreed upon by the parties, on a supplemental index.
C. As part of the specific information required, you must submit, with your proposal, cost or pricing data (that is, data that are verifiable and factual and otherwise as defined at FAR 2.101). You must clearly identify on your cover sheet that cost or pricing data are included as part of the proposal. In addition, you must submit with your proposal any information reasonably required to explain your estimating process, including—
(1) The judgmental factors applied and the mathematical or other methods used in the estimate, including those used in projecting from known data; and
(2) The nature and amount of any contingencies included in the proposed price.
D. You must show the relationship between contract line item prices and the total contract price. You must attach cost-element breakdowns for each proposed line item, using the appropriate format prescribed in the “Formats for Submission of Line Item Summaries” section of this table. You must furnish supporting breakdowns for each cost element, consistent with your cost accounting system.
E. When more than one contract line item is proposed, you must also provide summary total amounts covering all line items for each element of cost.
F. Whenever you have incurred costs for work performed before submission of a proposal, you must identify those costs in your cost/price proposal.
G. If you have reached an agreement with Government representatives on use of forward pricing rates/factors, identify the agreement, include a copy, and describe its nature.
H. As soon as practicable after final agreement on price or an earlier date agreed to by the parties, but before the award resulting from the proposal, you must, under the conditions stated in FAR 15.406-2, submit a Certificate of Current Cost or Pricing Data.
II. Cost Elements
Depending on your system, you must provide breakdowns for the following basic cost elements, as applicable:
A. Materials and services. Provide a consolidated priced summary of individual material quantities included in the various tasks, orders, or contract line items being proposed and the basis for pricing (vendor quotes, invoice prices, etc.). Include raw materials, parts, components, assemblies, and services to be produced or performed by others. For all items proposed, identify the item and show the source, quantity, and price. Conduct price analyses of all subcontractor proposals. Conduct cost analyses for all subcontracts when cost or pricing data are submitted by the subcontractor. Include these analyses as part of your own cost or pricing data submissions for subcontracts expected to exceed the appropriate threshold in FAR 15.403-4. Submit the subcontractor cost or pricing data as part of your own cost or pricing data as required in paragraph IIA(2) of this table. These requirements also apply to all subcontractors if required to submit cost or pricing data.
(1) Adequate Price Competition. Provide data showing the degree of competition and the basis for establishing the source and reasonableness of price for those acquisitions (such as subcontracts, purchase orders, material order, etc.) exceeding, or expected to exceed, the appropriate threshold set forth at FAR 15.403-4 priced on the basis of adequate price competition. For interorganizational transfers priced at other than the cost of comparable competitive commercial work of the division, subsidiary, or affiliate of the contractor, explain the pricing method (see FAR 31.205-26(e)).
(2) All Other. Obtain cost or pricing data from prospective sources for those acquisitions (such as subcontracts, purchase orders, material order, etc.) exceeding the threshold set forth in FAR 15.403-4 and not otherwise exempt, in accordance with FAR_15.403-1(b) (i.e., adequate price competition, commercial items, prices set by law or regulation or waiver). Also provide data showing the basis for establishing source and reasonableness of price. In addition, provide a summary of your cost analysis and a copy of cost or pricing data submitted by the prospective source in support of each subcontract, or purchase order that is the lower of either $11.5 million or more, or both more than the pertinent cost or pricing data threshold and more than 10 percent of the prime contractor's proposed price. The Contracting Officer may require you to submit cost or pricing data in support of proposals in lower amounts. Subcontractor cost or pricing data must be accurate, complete and current as of the date of final price agreement, or an earlier date agreed upon by the parties, given on the prime contractor's Certificate of Current Cost or Pricing Data. The prime contractor is responsible for updating a prospective subcontractor's data. For standard commercial items fabricated by the offeror that are generally stocked in inventory, provide a separate cost breakdown, if priced based on cost. For interorganizational transfers priced at cost, provide a separate breakdown of cost elements. Analyze the cost or pricing data and submit the results of your analysis of the prospective source's proposal. When submission of a prospective source's cost or pricing data is required as described in this paragraph, it must be included along with your own cost or pricing data submission, as part of your own cost or pricing data. You must also submit any other cost or pricing data obtained from a subcontractor, either actually or by specific identification, along with the results of any analysis performed on that data.
B. Direct Labor. Provide a time-phased (e.g., monthly, quarterly, etc.) breakdown of labor hours, rates, and cost by appropriate category, and furnish bases for estimates.
C. Indirect Costs. Indicate how you have computed and applied your indirect costs, including cost breakdowns. Show trends and budgetary data to provide a basis for evaluating the reasonableness of proposed rates. Indicate the rates used and provide an appropriate explanation.
D. Other Costs. List all other costs not otherwise included in the categories described above (e.g., special tooling, travel, computer and consultant services, preservation, packaging and packing, spoilage and rework, and Federal excise tax on finished articles) and provide bases for pricing.
E. Royalties. If royalties exceed $1,500, you must provide the following information on a separate page for each separate royalty or license fee:
(1) Name and address of licensor.
(2) Date of license agreement.
(3) Patent numbers.
(4) Patent application serial numbers, or other basis on which the royalty is payable.
(5) Brief description (including any part or model numbers of each contract item or component on which the royalty is payable)
(6) Percentage or dollar rate of royalty per unit.
(7) Unit price of contract item.
(8) Number of units.
(9) Total dollar amount of royalties.
(10) If specifically requested by the Contracting Officer, a copy of the current license agreement and identification of applicable claims of specific patents (see FAR 27.202 and 31.205-37).
F. Facilities Capital Cost of Money. When you elect to claim facilities capital cost of money as an allowable cost, you must submit Form CASB-CMF and show the calculation of the proposed amount (see FAR 31.205-10).
III. Formats for Submission of Line Item Summaries
A. New Contracts (including letter contracts).
Cost Elements | Proposed Contract Estimate—Total Cost | Proposed Contract Estimate—Unit Cost | Reference
(1) | (2) | (3) | (4)
Column |  | Instruction
(1) |  | Enter appropriate cost elements.
(2) |  | Enter those necessary and reasonable costs that, in your judgment, will properly be incurred in efficient contract performance. When any of the costs in this column have already been incurred (e.g., under a letter contract), describe them on an attached supporting page. When preproduction or startup costs are significant, or when specifically requested to do so by the Contracting Officer, provide a full identification and explanation of them.
(3) |  | Optional, unless required by the Contracting Officer.
(4) |  | Identify the attachment in which the information supporting the specific cost element may be found.
|  | (Attach separate pages as necessary.)
B. Change Orders, Modifications, and Claims.
Cost Elements | Estimated Cost of All Work Deleted | Cost of Deleted Work Already Performed | Net Cost To Be Deleted | Cost of Work Added | Net Cost of Change | Reference
(1) | (2) | (3) | (4) | (5) | (6) | (7)
Column |  | Instruction
(1) |  | Enter appropriate cost elements.
(2) |  | Include the current estimates of what the cost would have been to complete the deleted work not yet performed (not the original proposal estimates), and the cost of deleted work already performed.
(3) |  | Include the incurred cost of deleted work already performed, using actuals incurred if possible, or, if actuals are not available, estimates from your accounting records. Attach a detailed inventory of work, materials, parts, components, and hardware already purchased, manufactured, or performed and deleted by the change, indicating the cost and proposed disposition of each line item. Also, if you desire to retain these items or any portion of them, indicate the amount offered for them.
(4) |  | Enter the net cost to be deleted, which is the estimated cost of all deleted work less the cost of deleted work already performed. Column (2) minus Column (3) equals Column (4).
(5) |  | Enter your estimate for cost of work added by the change. When nonrecurring costs are significant, or when specifically requested to do so by the Contracting Officer, provide a full identification and explanation of them. When any of the costs in this column have already been incurred, describe them on an attached supporting schedule.
(6) |  | Enter the net cost of change, which is the cost of work added, less the net cost to be deleted. Column (5) minus Column (4) equals Column (6). When this result is negative, place the amount in parentheses.
(7) |  | Identify the attachment in which the information supporting the specific cost element may be found.
|  | (Attach separate pages as necessary.)
C. Price Revision/Redetermination.
Cutoff Date | Number of Units Completed | Number of Units To Be Completed | Contract Amount | Redertermination Proposal Amount | Difference
(1) | (2) | (3) | (4) | (5) | (6)
Cost Elements | Incurred Cost—Preproduction | Incurred Cost—Completed Units | Incurred Cost—Work in Progress | Total Incurred Cost | Estimated Cost to Complete | Estimated Total Cost | Reference
(7) | (8) | (9) | (10) | (11) | (12) | (13) | (14)
(Use as applicable)
Column |  | Instruction
(1) |  | Enter the cutoff date required by the contract, if applicable.
(2) |  | Enter the number of units completed during the period for which experienced costs of production are being submitted.
(3) |  | Enter the number of units remaining to be completed under the contract.
(4) |  | Enter the cumulative contract amount.
(5) |  | Enter your redetermination proposal amount.
(6) |  | Enter the difference between the contract amount and the redetermination proposal amount. When this result is negative, place the amount in parentheses. Column (4) minus Column (5) equals Column (6).
(7) |  | Enter appropriate cost elements. When residual inventory exists, the final costs established under fixed-price-incentive and fixed-price-redeterminable arrangements should be net of the fair market value of such inventory. In support of subcontract costs, submit a listing of all subcontracts subject to repricing action, annotated as to their status.
(8) |  | Enter all costs incurred under the contract before starting production and other nonrecurring costs (usually referred to as startup costs) from your books and records as of the cutoff date. These include such costs as preproduction engineering, special plant rearrangement, training program, and any identifiable nonrecurring costs such as initial rework, spoilage, pilot runs, etc. In the event the amounts are not segregated in or otherwise available from your records, enter in this column your best estimates. Explain the basis for each estimate and how the costs are charged on your accounting records (e.g., included in production costs as direct engineering labor, charged to manufacturing overhead). Also show how the costs would be allocated to the units at their various stages of contract completion.
(9) |  | Enter in Column (9) the production costs from your books and records (exclusive of preproduction costs reported in Column (8)) of the units completed as of the cutoff date.
(10) |  | Enter in Column (10) the costs of work in process as determined from your records or inventories at the cutoff date. When the amounts for work in process are not available in your records but reliable estimates for them can be made, enter the estimated amounts in Column (10) and enter in column (9) the differences between the total incurred costs (exclusive of preproduction costs) as of the cutoff date and these estimates. Explain the basis for the estimates, including identification of any provision for experienced or anticipated allowances, such as shrinkage, rework, design changes, etc. Furnish experienced unit or lot costs (or labor hours) from inception of contract to the cutoff date, improvement curves, and any other available production cost history pertaining to the item(s) to which your proposal relates.
(11) |  | Enter total incurred costs (Total of Columns (8), (9), and (10)).
(12) |  | Enter those necessary and reasonable costs that in your judgment will properly be incurred in completing the remaining work to be performed under the contract with respect to the item(s) to which your proposal relates.
(13) |  | Enter total estimated cost (Total of Columns (11) and (12)).
(14) |  | Identify the attachment in which the information supporting the specific cost element may be found.
|  | (Attach separate pages as necessary.)