### 7.000 Scope of part.

This part prescribes policies and procedures for-

(a) Developing acquisition plans;

(b) Determining whether to use commercial or Government resources for acquisition of supplies or services;

(c) Deciding whether it is more economical to lease equipment rather than purchase it; and

(d) Determining whether functions are inherently governmental.

## Subpart 7.1-Acquisition Plans

### 7.101 Definitions.

As used in this subpart-

“Acquisition streamlining” means any effort that results in more efficient and effective use of resources to design and develop, or produce quality systems. This includes ensuring that only necessary and cost-effective requirements are included, at the most appropriate time in the acquisition cycle, in solicitations and resulting contracts for the design, development, and production of new systems, or for modifications to existing systems that involve redesign of systems or subsystems.

“Life-cycle cost” means the total cost to the Government of acquiring, operating, supporting, and (if applicable) disposing of the items being acquired.

“Order” means an order placed under a-

(1) Federal Supply Schedule contract; or

(2) Task-order contract or delivery-order contract awarded by another agency, (i.e., Governmentwide acquisition contract or multi-agency contract).

“Planner” means the designated person or office responsible for developing and maintaining a written plan, or for the planning function in those acquisitions not requiring a written plan.

### 7.102 Policy.

(a) Agencies shall perform acquisition planning and conduct market research (see part 10) for all acquisitions in order to promote and provide for-

(1) Acquisition of commercial items or, to the extent that commercial items suitable to meet the agency’s needs are not available, nondevelopmental items, to the maximum extent practicable (10 U.S.C. 2377 and 41 U.S.C. 3307); and

(2) Full and open competition (see part 6) or, when full and open competition is not required in accordance with part 6, to obtain competition to the maximum extent practicable, with due regard to the nature of the supplies or services to be acquired (10 U.S.C. 2305(a)(1)(A) and 41 U.S.C. 3306a)(1)).

(3) Selection of appropriate contract type in accordance with part 16; and

(4) Appropriate consideration of the use of pre-existing contracts, including interagency and intra-agency contracts, to fulfill the requirement, before awarding new contracts. (See 8.002 through 8.004 and subpart 17.5).

(b) This planning shall integrate the efforts of all personnel responsible for significant aspects of the acquisition. The purpose of this planning is to ensure that the Government meets its needs in the most effective, economical, and timely manner. Agencies that have a detailed acquisition planning system in place that generally meets the requirements of 7.104 and 7.105 need not revise their system to specifically meet all of these requirements.

### 7.103 Agency-head responsibilities.

The agency head or a designee shall prescribe procedures for-

(a) Promoting and providing for full and open competition (see part 6) or, when full and open competition is not required in accordance with part 6, for obtaining competition to the maximum extent practicable, with due regard to the nature of the supplies and services to be acquired (10 U.S.C. 2305(a)(1)(A) and 41 U.S.C. 3306(a)(1)).

(b) Encouraging offerors to supply commercial items, or to the extent that commercial items suitable to meet the agency needs are not available, nondevelopmental items in response to agency solicitations (10 U.S.C. 2377 and 41 U.S.C. 3307); and

(c) Ensuring that acquisition planners address the requirement to specify needs, develop specifications, and to solicit offers in such a manner to promote and provide for full and open competition with due regard to the nature of the supplies and services to be acquired (10 U.S.C. 2305(a)(1)(A) and 41 U.S.C. 3306(a)(1)). (See part 6 and 10.002.)

(d) Ensuring that acquisition planners document the file to support the selection of the contract type in accordance with subpart 16.1.

(e) Establishing criteria and thresholds at which increasingly greater detail and formality in the planning process is required as the acquisition becomes more complex and costly, including for cost-reimbursement and other high-risk contracts (e.g., other than firm-fixed-price contracts) requiring a written acquisition plan. A written plan shall be prepared for cost reimbursement and other high-risk contracts other than firm-fixed-price contracts, although written plans may be required for firm-fixed-price contracts as appropriate.

(f) Ensuring that the statement of work is closely aligned with performance outcomes and cost estimates.

(g) Writing plans either on a systems basis, on an individual contract basis, or on an individual order basis, depending upon the acquisition.

(h) Ensuring that the principles of this subpart are used, as appropriate, for those acquisitions that do not require a written plan as well as for those that do.

(i) Designating planners for acquisitions.

(j) Reviewing and approving acquisition plans and revisions to these plans to ensure compliance with FAR requirements including 7.104 and part 16. For other than firm-fixed-price contracts, ensuring that the plan is approved and signed at least one level above the contracting officer.

(k) Establishing criteria and thresholds at which design-to-cost and life-cycle-cost techniques will be used.

(l) Establishing standard acquisition plan formats, if desired, suitable to agency needs; and

(m) Waiving requirements of detail and formality, as necessary, in planning for acquisitions having compressed delivery or performance schedules because of the urgency of the need.

(n) Assuring that the contracting officer, prior to contracting, reviews:

(1) The acquisition history of the supplies and services; and

(2) A description of the supplies, including, when necessary for adequate description, a picture, drawing, diagram, or other graphic representation.

(o) Ensuring that agency planners include use of the metric system of measurement in proposed acquisitions in accordance with 15 U.S.C. 205b (see 11.002(b)) and agency metric plans and guidelines.

(p) Ensuring that agency planners-

(1) Specify needs for printing and writing paper consistent with the 30 percent postconsumer fiber minimum content standards specified in section 2(d)(ii) of Executive Order 13423 of January 24, 2007, Strengthening Federal Environmental, Energy, and Transportation Management, and section 2(e)(iv) of Executive Order 13514 of October 5, 2009 (see 11.303)

(2) Comply with the policy in 11.002(d) regarding procurement of: biobased products, products containing recovered materials, environmentally preferable products and services (including Electronic Product Environmental Assessment Tool (EPEAT®)-registered electronic products, nontoxic or low-toxic alternatives), ENERGY STAR® and Federal Energy Management Program-designated products, renewable energy, water-efficient products, and non-ozone depleting products;

(3) Comply with the Guiding Principles for Federal Leadership in High-Performance and Sustainable Buildings (Guiding Principles), for the design, construction, renovation, repair, or deconstruction of Federal buildings. The Guiding Principles can be accessed at http://www.wbdg.org/pdfs/hpsb_guidance.pdf; and

(4) Require contractor compliance with Federal environmental requirements, when the contractor is operating Government-owned facilities or vehicles, to the same extent as the agency would be required to comply if the agency operated the facilities or vehicles.

(q) Ensuring that acquisition planners specify needs and develop plans, drawings, work statements, specifications, or other product descriptions that address Electronic and Information Technology Accessibility Standards (see 36 CFR Part 1194) in proposed acquisitions (see 11.002(e)) and that these standards are included in requirements planning, as appropriate (see subpart 39.2).

(r) Making a determination, prior to issuance of a solicitation for advisory and assistance services involving the analysis and evaluation of proposals submitted in response to a solicitation, that a sufficient number of covered personnel with the training and capability to perform an evaluation and analysis of proposals submitted in response to a solicitation are not readily available within the agency or from another Federal agency in accordance with the guidelines at 37.204.

(s) Ensuring that no purchase request is initiated or contract entered into that would result in the performance of an inherently governmental function by a contractor and that all contracts or orders are adequately managed so as to ensure effective official control over contract or order performance.

(t) Ensuring that knowledge gained from prior acquisitions is used to further refine requirements and acquisition strategies. For services, greater use of performance-based acquisition methods should occur for follow-on acquisitions.

(u) Ensuring that acquisition planners, to the maximum extent practicable-

(1) Structure contract requirements to facilitate competition by and among small business concerns; and

(2) Avoid unnecessary and unjustified bundling that precludes small business participation as contractors (see 7.107) (15 U.S.C. 631(j)).

(v) Ensuring that agency planners on information technology acquisitions comply with the capital planning and investment control requirements in 40 U.S.C. 11312 and OMB Circular A-130.

(w) Ensuring that agency planners on information technology acquisitions comply with the information technology security requirements in the Federal Information Security Management Act (44 U.S.C. 3544), OMB’s implementing policies including Appendix III of OMB Circular A-130, and guidance and standards from the Department of Commerce’s National Institute of Standards and Technology.

(x) Encouraging agency planners to consider the use of a project labor agreement (see subpart 22.5).

(y) Ensuring that contracting officers consult the Disaster Response Registry via https://www.acquisition.gov as a part of acquisition planning for debris removal, distribution of supplies, reconstruction, and other disaster or emergency relief activities inside the United States and outlying areas. (See 26.205).

### 7.104 General procedures.

(a) Acquisition planning should begin as soon as the agency need is identified, preferably well in advance of the fiscal year in which contract award or order placement is necessary. In developing the plan, the planner shall form a team consisting of all those who will be responsible for significant aspects of the acquisition, such as contracting, fiscal, legal, and technical personnel. If contract performance is to be in a designated operational area or supporting a diplomatic or consular mission, the planner shall also consider inclusion of the combatant commander or chief of mission, as appropriate. The planner should review previous plans for similar acquisitions and discuss them with the key personnel involved in those acquisitions. At key dates specified in the plan or whenever significant changes occur, and no less often than annually, the planner shall review the plan and, if appropriate, revise it.

(b) Requirements and logistics personnel should avoid issuing requirements on an urgent basis or with unrealistic delivery or performance schedules, since it generally restricts competition and increases prices. Early in the planning process, the planner should consult with requirements and logistics personnel who determine type, quality, quantity, and delivery requirements.

(c) The planner shall coordinate with and secure the concurrence of the contracting officer in all acquisition planning. If the plan proposes using other than full and open competition when awarding a contract, the plan shall also be coordinated with the cognizant advocate for competition.

(d)(1) The planner shall coordinate the acquisition plan or strategy with the cognizant small business specialist when the strategy contemplates an acquisition meeting the dollar amounts in paragraph (d)(2) of this section unless the contract or order is entirely reserved or set-aside for small business under part 19. The small business specialist shall notify the agency Office of Small and Disadvantaged Business Utilization if the strategy involves contract bundling that is unnecessary, unjustified, or not identified as bundled by the agency. If the strategy involves substantial bundling, the small business specialist shall assist in identifying alternative strategies that would reduce or minimize the scope of the bundling.

(2)(i) The strategy shall be coordinated with the cognizant small business specialist in accordance with paragraph (d)(1) of this section if the estimated contract or order value is-

(A) $8 million or more for the Department of Defense;

(B) $6 million or more for the National Aeronautics and Space Administration, the General Services Administration, and the Department of Energy; and

(C) $2.5 million or more for all other agencies.

(ii) If the strategy contemplates the award of multiple contracts or orders, the thresholds in paragraph (d)(2)(i) of this section apply to the cumulative maximum potential value, including options, of the contracts and orders.

(e) The planner shall ensure that a COR is nominated as early as practicable in the acquisition process by the requirements official or in accordance with agency procedures. The contracting officer shall designate and authorize a COR as early as practicable after the nomination. See 1.602-2(d).

### 7.105 Contents of written acquisition plans.

In order to facilitate attainment of the acquisition objectives, the plan must identify those milestones at which decisions should be made (see paragraph (b)(21) of this section). The plan must address all the technical, business, management, and other significant considerations that will control the acquisition. The specific content of plans will vary, depending on the nature, circumstances, and stage of the acquisition. In preparing the plan, the planner must follow the applicable instructions in paragraphs (a) and (b) of this section, together with the agency’s implementing procedures. Acquisition plans for service contracts or orders must describe the strategies for implementing performance-based acquisition methods or must provide rationale for not using those methods (see subpart 37.6).

(a) Acquisition background and objectives-

(1) Statement of need. Introduce the plan by a brief statement of need. Summarize the technical and contractual history of the acquisition. Discuss feasible acquisition alternatives, the impact of prior acquisitions on those alternatives, and any related in-house effort.

(2) Applicable conditions. State all significant conditions affecting the acquisition, such as-

(i) Requirements for compatibility with existing or future systems or programs; and

(ii) Any known cost, schedule, and capability or performance constraints.

(3) Cost. Set forth the established cost goals for the acquisition and the rationale supporting them, and discuss related cost concepts to be employed, including, as appropriate, the following items:

(i) Life-cycle cost. Discuss how life-cycle cost will be considered. If it is not used, explain why. If appropriate, discuss the cost model used to develop life-cycle-cost estimates.

(ii) Design-to-cost. Describe the design-to-cost objective(s) and underlying assumptions, including the rationale for quantity, learning-curve, and economic adjustment factors. Describe how objectives are to be applied, tracked, and enforced. Indicate specific related solicitation and contractual requirements to be imposed.

(iii) Application of should-cost. Describe the application of should-cost analysis to the acquisition (see 15.407-4).

(4) Capability or performance. Specify the required capabilities or performance characteristics of the supplies or the performance standards of the services being acquired and state how they are related to the need.

(5) Delivery or performance-period requirements. Describe the basis for establishing delivery or performance-period requirements (see subpart 11.4). Explain and provide reasons for any urgency if it results in concurrency of development and production or constitutes justification for not providing for full and open competition.

(6) Trade-offs. Discuss the expected consequences of trade-offs among the various cost, capability or performance, and schedule goals.

(7) Risks. Discuss technical, cost, and schedule risks and describe what efforts are planned or underway to reduce risk and the consequences of failure to achieve goals. If concurrency of development and production is planned, discuss its effects on cost and schedule risks.

(8) Acquisition streamlining. If specifically designated by the requiring agency as a program subject to acquisition streamlining, discuss plans and procedures to-

(i) Encourage industry participation by using draft solicitations, presolicitation conferences, and other means of stimulating industry involvement during design and development in recommending the most appropriate application and tailoring of contract requirements;

(ii) Select and tailor only the necessary and cost-effective requirements; and

(iii) State the timeframe for identifying which of those specifications and standards, originally provided for guidance only, shall become mandatory.

(b) Plan of action-

(1) Sources. Indicate the prospective sources of supplies or services that can meet the need. Consider required sources of supplies or services (see part 8) and sources identifiable through databases including the Governmentwide database of contracts and other procurement instruments intended for use by multiple agencies available at https://www.contractdirectory.gov/contractdirectory/. Include consideration of small business, veteran-owned small business, service-disabled veteran-owned small business, HUBZone small business, small disadvantaged business, and women-owned small business concerns (see part 19), and the impact of any bundling that might affect their participation in the acquisition (see 7.107) (15 U.S.C. 644(e)). When the proposed acquisition strategy involves bundling, identify the incumbent contractors and contracts affected by the bundling. Address the extent and results of the market research and indicate their impact on the various elements of the plan (see part 10).

(2) Competition.

(i) Describe how competition will be sought, promoted, and sustained throughout the course of the acquisition. If full and open competition is not contemplated, cite the authority in 6.302, discuss the basis for the application of that authority, identify the source(s), and discuss why full and open competition cannot be obtained.

(ii) Identify the major components or subsystems. Discuss component breakout plans relative to these major components or subsystems. Describe how competition will be sought, promoted, and sustained for these components or subsystems.

(iii) Describe how competition will be sought, promoted, and sustained for spares and repair parts. Identify the key logistic milestones, such as technical data delivery schedules and acquisition method coding conferences, that affect competition.

(iv) When effective subcontract competition is both feasible and desirable, describe how such subcontract competition will be sought, promoted, and sustained throughout the course of the acquisition. Identify any known barriers to increasing subcontract competition and address how to overcome them.

(3) Contract type selection. Discuss the rationale for the selection of contract type. For other than firm-fixed-price contracts, see 16.103(d) for additional documentation guidance. Acquisition personnel shall document the acquisition plan with findings that detail the particular facts and circumstances, (e.g., complexity of the requirements, uncertain duration of the work, contractor’s technical capability and financial responsibility, or adequacy of the contractor’s accounting system), and associated reasoning essential to support the contract type selection. The contracting officer shall ensure that requirements and technical personnel provide the necessary documentation to support the contract type selection.

(4) Source-selection procedures. Discuss the source-selection procedures for the acquisition, including the timing for submission and evaluation of proposals, and the relationship of evaluation factors to the attainment of the acquisition objectives (see subpart 15.3). When an EVMS is required (see FAR 34.202(a)) and a pre-award IBR is contemplated, the acquisition plan must discuss-

(i) How the pre-award IBR will be considered in the source selection decision;

(ii) How it will be conducted in the source selection process (see FAR 15.306); and

(iii) Whether offerors will be directly compensated for the costs of participating in a pre-award IBR.

(5) Acquisition considerations.

(i) For each contract contemplated, discuss use of multiyear contracting, options, or other special contracting methods (see part 17); any special clauses, special solicitation provisions, or FAR deviations required (see subpart 1.4); whether sealed bidding or negotiation will be used and why; whether equipment will be acquired by lease or purchase (see subpart 7.4) and why; and any other contracting considerations. Provide rationale if a performance-based acquisition will not be used or if a performance-based acquisition for services is contemplated on other than a firm-fixed-price basis (see 37.102(a), 16.103(d), and 16.505(a)(3)).

(ii) For each order contemplated, discuss-

(A) For information technology acquisitions, how the capital planning and investment control requirements of 40 U.S.C. 11312 and OMB Circular A-130 will be met (see 7.103(v) and part 39); and

(B) Why this action benefits the Government, such as when-

(1) The agency can accomplish its mission more efficiently and effectively (e.g., take advantage of the servicing agency’s specialized expertise; or gain access to contractors with needed expertise); or

(2) Ordering through an indefinite delivery contract facilitates access to small business concerns, including small disadvantaged business concerns, 8(a) contractors, women-owned small business concerns, HUBZone small business concerns, veteran-owned small business concerns, or service-disabled veteran-owned small business concerns.

(iii) For information technology acquisitions using Internet Protocol, discuss whether the requirements documents include the Internet Protocol compliance requirements specified in 11.002(g) or a waiver of these requirements has been granted by the agency’s Chief Information Officer.

(iv) For each contract (and order) contemplated, discuss the strategy to transition to firm-fixed-price contracts to the maximum extent practicable. During the requirements development stage, consider structuring the contract requirements, e.g., contract line items (CLINS), in a manner that will permit some, if not all, of the requirements to be awarded on a firm-fixed-price basis, either in the current contract, future option years, or follow-on contracts. This will facilitate an easier transition to a firm-fixed-price contact because a cost history will be developed for a recurring definitive requirement.

(6) Budgeting and funding. Include budget estimates, explain how they were derived, and discuss the schedule for obtaining adequate funds at the time they are required (see subpart 32.7).

(7) Product or service descriptions. Explain the choice of product or service description types (including performance-based acquisition descriptions) to be used in the acquisition.

(8) Priorities, allocations, and allotments. When urgency of the requirement dictates a particularly short delivery or performance schedule, certain priorities may apply. If so, specify the method for obtaining and using priorities, allocations, and allotments, and the reasons for them (see subpart 11.6).

(9) Contractor versus Government performance. Address the consideration given to OMB Circular No. A-76 (see subpart 7.3).

(10) Inherently governmental functions. Address the consideration given to subpart 7.5.

(11) Management information requirements. Discuss, as appropriate, what management system will be used by the Government to monitor the contractor’s effort. If an Earned Value Management System is to be used, discuss the methodology the Government will employ to analyze and use the earned value data to assess and monitor contract performance. In addition, discuss how the offeror’s/contractor’s EVMS will be verified for compliance with the American National Standards Institute/Electronics Industries Alliance (ANSI/EIA) Standard-748, Earned Value Management Systems, and the timing and conduct of integrated baseline reviews (whether prior to or post award). (See 34.202.)

(12) Make or buy. Discuss any consideration given to make-or-buy programs (see 15.407-2).

(13) Test and evaluation. To the extent applicable, describe the test program of the contractor and the Government. Describe the test program for each major phase of a major system acquisition. If concurrency is planned, discuss the extent of testing to be accomplished before production release.

(14) Logistics considerations. Describe-

(i) The assumptions determining contractor or agency support, both initially and over the life of the acquisition, including consideration of contractor or agency maintenance and servicing (see subpart 7.3), support for contracts to be performed in a designated operational area or supporting a diplomatic or consular mission (see 25.301-3); and distribution of commercial items;

(ii) The reliability, maintainability, and quality assurance requirements, including any planned use of warranties (see part 46);

(iii) The requirements for contractor data (including repurchase data) and data rights, their estimated cost, and the use to be made of the data (see part 27); and

(iv) Standardization concepts, including the necessity to designate, in accordance with agency procedures, technical equipment as “standard” so that future purchases of the equipment can be made from the same manufacturing source.

(15) Government-furnished property. Indicate any Government property to be furnished to contractors, and discuss any associated considerations, such as its availability or the schedule for its acquisition (see 45.102).

(16) Government-furnished information. Discuss any Government information, such as manuals, drawings, and test data, to be provided to prospective offerors and contractors. Indicate which information that requires additional controls to monitor access and distribution (e.g., technical specifications, maps, building designs, schedules, etc.), as determined by the agency, is to be posted via the enhanced controls of the GPE at http://www.fedbizopps.gov (see 5.102(a)).

(17) Environmental and energy conservation objectives. Discuss all applicable environmental and energy conservation objectives associated with the acquisition (see part 23), the applicability of an environmental assessment or environmental impact statement (see 40 CFR 1502), the proposed resolution of environmental issues, and any environmentally-related requirements to be included in solicitations and contracts (see 11.002 and 11.303).

(18) Security considerations. For acquisitions dealing with classified matters, discuss how adequate security will be established, maintained, and monitored (see subpart 4.4). For information technology acquisitions, discuss how agency information security requirements will be met. For acquisitions requiring routine contractor physical access to a Federally-controlled facility and/or routine access to a Federally-controlled information system, discuss how agency requirements for personal identity verification of contractors will be met (see subpart 4.13).

(19) Contract administration. Describe how the contract will be administered. In contracts for services, include how inspection and acceptance corresponding to the work statement’s performance criteria will be enforced.

(20) Other considerations. Discuss, as applicable:

(i) Standardization concepts;

(ii) The industrial readiness program;

(iii) The Defense Production Act;

(iv) The Occupational Safety and Health Act;

(v) Support Anti-terrorism by Fostering Effective Technologies Act of 2002 (SAFETY Act) (see subpart 50.2);

(vi) Foreign sales implications;

(vii) Special requirements for contracts to be performed in a designated operational area or supporting a diplomatic or consular mission; and

(viii) Any other matters germane to the plan not covered elsewhere.

(21) Milestones for the acquisition cycle. Address the following steps and any others appropriate:

Acquisition plan approval.
Statement of work.
Specifications.
Data requirements.
Completion of acquisition-package preparation.
Purchase request.
Justification and approval for other than full and open competition where applicable and/or any required D&F approval.
Issuance of synopsis.
Issuance of solicitation.
Evaluation of proposals, audits, and field reports.
Beginning and completion of negotiations.
Contract preparation, review, and clearance.
Contract award.

(22) Identification of participants in acquisition plan preparation. List the individuals who participated in preparing the acquisition plan, giving contact information for each.

### 7.106 Additional requirements for major systems.

(a) In planning for the solicitation of a major system (see part 34) development contract, planners shall consider requiring offerors to include, in their offers, proposals to incorporate in the design of a major system-

(1) Items which are currently available within the supply system of the agency responsible for the major system, available elsewhere in the national supply system, or commercially available from more than one source; and

(2) Items which the Government will be able to acquire competitively in the future if they are likely to be needed in substantial quantities during the system’s service life.

(b) In planning for the solicitation of a major system (see part 34) production contract, planners shall consider requiring offerors to include, in their offers, proposals identifying opportunities to assure that the Government will be able to obtain, on a competitive basis, items acquired in connection with the system that are likely to be acquired in substantial quantities during the service life of the system. Proposals submitted in response to such requirements may include the following:

(1) Proposals to provide the Government the right to use technical data to be provided under the contract for competitive future acquisitions, together with the cost to the Government, if any, of acquiring such technical data and the right to use such data.

(2) Proposals for the qualification or development of multiple sources of supply for competitive future acquisitions.

(c) In determining whether to apply paragraphs (a) and (b) of this section, planners shall consider the purposes for which the system is being acquired and the technology necessary to meet the system’s required capabilities. If such proposals are required, the contracting officer shall consider them in evaluating competing offers. In noncompetitive awards, the factors in paragraphs (a) and (b) of this section, may be considered by the contracting officer as objectives in negotiating the contract.

### 7.107 Additional requirements for acquisitions involving bundling.

(a) Bundling may provide substantial benefits to the Government. However, because of the potential impact on small business participation, the head of the agency must conduct market research to determine whether bundling is necessary and justified (15 U.S.C. 644(e)(2)). Market research may indicate that bundling is necessary and justified if an agency or the Government would derive measurably substantial benefits (see 10.001(a)(2)(iv) and (a)(3)(vi)).

(b) Measurably substantial benefits may include, individually or in any combination or aggregate, cost savings or price reduction, quality improvements that will save time or improve or enhance performance or efficiency, reduction in acquisition cycle times, better terms and conditions, and any other benefits. The agency must quantify the identified benefits and explain how their impact would be measurably substantial. Except as provided in paragraph (d) of this section, the agency may determine bundling to be necessary and justified if, as compared to the benefits that it would derive from contracting to meet those requirements if not bundled, it would derive measurably substantial benefits equivalent to-

(1) Ten percent of the estimated contract or order value (including options) if the value is $94 million or less; or

(2) Five percent of the estimated contract or order value (including options) or $9.4 million, whichever is greater, if the value exceeds $94 million.

(c) Without power of delegation, the service acquisition executive for the military departments, the Under Secretary of Defense for Acquisition, Technology and Logistics for the defense agencies, or the Deputy Secretary or equivalent for the civilian agencies may determine that bundling is necessary and justified when-

(1) The expected benefits do not meet the thresholds in paragraphs (b)(1) and (b)(2) of this section but are critical to the agency’s mission success; and

(2) The acquisition strategy provides for maximum practicable participation by small business concerns.

(d) Reduction of administrative or personnel costs alone is not sufficient justification for bundling unless the cost savings are expected to be at least 10 percent of the estimated contract or order value (including options) of the bundled requirements.

(e) Substantial bundling is any bundling that results in a contract or order that meets the dollar amounts specified in 7.104(d)(2). When the proposed acquisition strategy involves substantial bundling, the acquisition strategy must additionally-

(1) Identify the specific benefits anticipated to be derived from bundling;

(2) Include an assessment of the specific impediments to participation by small business concerns as contractors that result from bundling;

(3) Specify actions designed to maximize small business participation as contractors, including provisions that encourage small business teaming;

(4) Specify actions designed to maximize small business participation as subcontractors (including suppliers) at any tier under the contract, or order, that may be awarded to meet the requirements;

(5) Include a specific determination that the anticipated benefits of the proposed bundled contract or order justify its use; and

(6) Identify alternative strategies that would reduce or minimize the scope of the bundling, and the rationale for not choosing those alternatives.

(f) The contracting officer must justify bundling in acquisition strategy documentation.

(g) In assessing whether cost savings would be achieved through bundling, the contracting officer must consider the cost that has been charged or, where data is available, could be charged by small business concerns for the same or similar work.

(h) The requirements of this section, except for paragraph (e), do not apply if a cost comparison analysis will be performed in accordance with OMB Circular A-76.

### 7.108 Additional requirements for telecommuting.

In accordance with 41 U.S.C. 3306(f), an agency shall generally not discourage a contractor from allowing its employees to telecommute in the performance of Government contracts. Therefore, agencies shall not-

(a) Include in a solicitation a requirement that prohibits an offeror from permitting its employees to telecommute unless the contracting officer first determines that the requirements of the agency, including security requirements, cannot be met if telecommuting is permitted. The contracting officer shall document the basis for the determination in writing and specify the prohibition in the solicitation; or

(b) When telecommuting is not prohibited, unfavorably evaluate an offer because it includes telecommuting, unless the contracting officer first determines that the requirements of the agency, including security requirements, would be adversely impacted if telecommuting is permitted. The contracting officer shall document the basis for the determination in writing and address the evaluation procedures in the solicitation.