<?xml version="1.0" encoding="UTF-8"?>
<!DOCTYPE dita
  PUBLIC "-//OASIS//DTD DITA Composite//EN" "ditabase.dtd">
<dita xmlns:ditaarch="http://dita.oasis-open.org/architecture/2005/"
      ditaarch:DITAArchVersion="1.2"
      domains="(topic task)                            (topic concept)                            (topic concept glossentry)                            (topic concept glossgroup)                            (topic reference)                            (topic troubleshooting++task) (topic task)                            (topic abbrev-d)                            a(props deliveryTarget)                            (topic equation-d)                            (topic hazard-d)                            (topic hi-d)                            (topic indexing-d)                            (topic markup-d)                            (topic mathml-d)                            (topic pr-d)                            (topic relmgmt-d)                            (topic sw-d)                            (topic svg-d)                            (topic ui-d)                            (topic ut-d)                            (topic markup-d xml-d)                            (topic task strictTaskbody-c)   ">
	  <concept class="- topic/topic concept/concept "
            ditaarch:DITAArchVersion="1.2"
            id="GSAM_552_211_13">
		    <title class="- topic/title " xtrc="GSAR">
         <ph class="- topic/ph " props="autonumber">552.211-13</ph> Time Extensions.</title>
		    <conbody class="- topic/body  concept/conbody ">
			      <p audience="GSAR" class="- topic/p " id="JtnDKn">As prescribed in <ph outputclass="ClauseProvisionXREF" class="- topic/ph "> 
               <xref class="- topic/xref "
                     href="511.503.dita#GSAM_511_503"
                     outputclass="fm:ParaNumOnly">511.503</xref> 
            </ph>(b), insert
the following clause:</p>
			      <p audience="GSAR"
            class="- topic/p "
            id="nQCIUj"
            outputclass="Ctr_SmCaps">Time
Extensions (Mar 2019)</p>
			      <p audience="GSAR" class="- topic/p " id="YDyQhh">FAR 52.211-13, Time Extensions,
is supplemented as follows:</p>
			      <ol class="- topic/ol ">
				        <li audience="GSAR" class="- topic/li " id="fdrZlL">
					          <p audience="GSAR" class="- topic/p " id="jHXeac">
                  <ph class="- topic/ph " props="autonumber">(a)</ph>If the Contractor
requests an extension of the time for substantial completion, the
Contractor shall base its request on an analysis of time impact
using the project schedule as its baseline, and shall propose as
a new substantial completion date to account for the impact. The
Contractor shall submit a written request to the Contracting Officer
setting forth facts and analysis in sufficient detail to enable
the Contracting Officer to evaluate the Contractor's entitlement
to an extension of time.</p>
				        </li>
				        <li audience="GSAR" class="- topic/li " id="giwWwm">
					          <p audience="GSAR" class="- topic/p " id="tzIWyS">
                  <ph class="- topic/ph " props="autonumber">(b)</ph>The Contractor shall only be entitled
to an extension of time to the extent that-</p>
					          <ol class="- topic/ol ">
						            <li audience="GSAR" class="- topic/li " id="ixPaUs">
							              <p audience="GSAR" class="- topic/p " id="EayRgg">
                        <ph class="- topic/ph " props="autonumber">(1)</ph>Substantial completion of the work
is delayed by causes for which the Contractor is not responsible
under this contract; and</p>
						            </li>
						            <li audience="GSAR" class="- topic/li " id="qAgEtG">
							              <p audience="GSAR" class="- topic/p " id="wJVWNV">
                        <ph class="- topic/ph " props="autonumber">(2)</ph>The actual or projected substantial
completion date is later than the date required by this contract
for substantial completion.</p>
						            </li>
					          </ol>
				        </li>
				        <li audience="GSAR" class="- topic/li " id="YCNJkM">
					          <p audience="GSAR" class="- topic/p " id="MIRhxz">
                  <ph class="- topic/ph " props="autonumber">(c)</ph>The Contractor shall not be entitled
to an extension of time if the Contractor has not updated the project
schedule in accordance with the contract.</p>
				        </li>
				        <li audience="GSAR" class="- topic/li " id="aogPDx">
					          <p audience="GSAR" class="- topic/p " id="nVqHvY">
                  <ph class="- topic/ph " props="autonumber">(d)</ph>The Government shall not be liable
for any costs to mitigate time impacts incurred by the Contractor
that occur less than 30 calendar days after the date the Contractor
submits a request for extension of time in compliance with this
clause.</p>
				        </li>
			      </ol>
			      <p audience="GSAR"
            class="- topic/p "
            id="PwtMPF"
            outputclass="Endofclause">(End
of clause)</p>
		    </conbody>
	  </concept>
</dita>
