<?xml version="1.0" encoding="UTF-8"?>
<!DOCTYPE dita
  PUBLIC "-//OASIS//DTD DITA Composite//EN" "ditabase.dtd">
<dita xmlns:ditaarch="http://dita.oasis-open.org/architecture/2005/"
      ditaarch:DITAArchVersion="1.2"
      domains="(topic task)                            (topic concept)                            (topic concept glossentry)                            (topic concept glossgroup)                            (topic reference)                            (topic troubleshooting++task) (topic task)                            (topic abbrev-d)                            a(props deliveryTarget)                            (topic equation-d)                            (topic hazard-d)                            (topic hi-d)                            (topic indexing-d)                            (topic markup-d)                            (topic mathml-d)                            (topic pr-d)                            (topic relmgmt-d)                            (topic sw-d)                            (topic svg-d)                            (topic ui-d)                            (topic ut-d)                            (topic markup-d xml-d)                            (topic task strictTaskbody-c)   ">
   <concept id="id1942A09E0N3"
            audience="GSAR"
            ditaarch:DITAArchVersion="1.2"
            class="- topic/topic concept/concept ">
      <title xtrc="GSAR" class="- topic/title ">
         <ph props="autonumber" class="- topic/ph ">552.211-13</ph> Time
Extensions.</title>
      <conbody class="- topic/body  concept/conbody ">
         <p audience="GSAR" class="- topic/p ">As prescribed in <xref href="GSAM-511.504.dita#id193RF070BVA"
                  base="id193RF070BVA"
                  outputclass="fm:ParaNumOnly"
                  class="- topic/xref ">511.504</xref>, insert the following
clause:</p>
         <p audience="GSAR" outputclass="Ctr_SmCaps" class="- topic/p ">Time Extensions
(Mar 2019)</p>
         <p audience="GSAR" class="- topic/p ">FAR 52.211-13, Time Extensions, is supplemented
as follows:</p>
         <ol class="- topic/ol ">
            <li audience="GSAR" class="- topic/li ">
               <p audience="GSAR" class="- topic/p ">
                  <ph props="autonumber" class="- topic/ph ">(a)</ph>
                  
                  
                  
                  
                  
                  
                  
                  
                    If
the Contractor requests an extension of the time for substantial
completion, the Contractor shall base its request on an analysis
of time impact using the project schedule as its baseline, and shall
propose as a new substantial completion date to account for the
impact. The Contractor shall submit a written request to the Contracting
Officer setting forth facts and analysis in sufficient detail to
enable the Contracting Officer to evaluate the Contractor's entitlement
to an extension of time.</p>
            </li>
            <li audience="GSAR" class="- topic/li ">
               <p audience="GSAR" class="- topic/p ">
                  <ph props="autonumber" class="- topic/ph ">(b)</ph>
                  
                  
                  
                  
                  
                  
                  
                  
                    The
Contractor shall only be entitled to an extension of time to the
extent that-</p>
               <ol class="- topic/ol ">
                  <li audience="GSAR" class="- topic/li ">
                     <p audience="GSAR" class="- topic/p ">
                        <ph props="autonumber" class="- topic/ph ">(1)</ph>
                        
                        
                        
                        
                        
                        
                        
                        
                         Substantial completion of the
work is delayed by causes for which the Contractor is not responsible
under this contract; and</p>
                  </li>
                  <li audience="GSAR" class="- topic/li ">
                     <p audience="GSAR" class="- topic/p ">
                        <ph props="autonumber" class="- topic/ph ">(2)</ph>
                        
                        
                        
                        
                        
                        
                        
                        
                         The
actual or projected substantial completion date is later than the
date required by this contract for substantial completion.</p>
                  </li>
               </ol>
            </li>
            <li audience="GSAR" class="- topic/li ">
               <p audience="GSAR" class="- topic/p ">
                  <ph props="autonumber" class="- topic/ph ">(c)</ph>
                  
                  
                  
                  
                  
                  
                  
                  
                    The
Contractor shall not be entitled to an extension of time if the
Contractor has not updated the project schedule in accordance with
the contract.</p>
            </li>
            <li audience="GSAR" class="- topic/li ">
               <p audience="GSAR" class="- topic/p ">
                  <ph props="autonumber" class="- topic/ph ">(d)</ph>
                  
                  
                  
                  
                  
                  
                  
                  
                   The
Government shall not be liable for any costs to mitigate time impacts
incurred by the Contractor that occur less than 30 calendar days
after the date the Contractor submits a request for extension of
time in compliance with this clause.</p>
            </li>
         </ol>
         <p audience="GSAR" outputclass="Endofclause" class="- topic/p ">(End of clause)</p>
      </conbody>
   </concept>
</dita>
